# data[].attributes.headline
Brainstorm Tests, Training and Post Construction

# data[].attributes.subject
Brainstorm Tests, Training and Post Construction

# data[].attributes.body
1) Tests
- Preconstruction testing service- testing concrete mixtures
- Concrete mix design test (parneet)
- Strength test (parneet)
- Tensile test (parneet)
- Structural Masonry test (parneet)

2) Training
- Operation & Maintenance - Demonstration and training for each system, subsystem, and equipment (Jasman)
- Operation & Maintenance - Mechanical (Jasman)
- Operation & Maintenance - Electrical (Jasman)
- Quality assurance - Demonstration and training (jasman)

3) Post Construction
-Last examination/survey (parneet)

# data[].attributes.headline
Brainstorm Each Building (Pls feel free to edit the current listing below. Some items I didn't really check on the location whether it's in the admin office or classroom)

# data[].attributes.subject
Brainstorm Each Building (Pls feel free to edit the current listing below. Some items I didn't really check on the location whether it's in the admin office or classroom)

# data[].attributes.body
1) Administration Offices:
(a) Foundation  (Jasman)
- Concrete slab  (Jasman)
- Footing (Jasman)
- Floor (Jasman)
(b) Framing (Jasman)
- Wall framing (Jasman)
- Fiber cement siding finish  (Jasman)
- Bracing (Jasman)
- Decorative metal truss (Jasman)
(c)  MEP installatons (Jasman)
- Condenser (Jasman)
- Outdoor heat pump (Jasman)
- Electrical panels (Jasman)
- HVAC equipment (Jasman)
- Exterior mounted backpack rack (Jasman)
- Exterior light fixtures (Jasman)
- Interior light fixtures (Jasman)
- Pendant light (Jasman)
- Security cameras (Jasman)
(d) Roof  (Jasman)
- Install Garland R-mer span standing seam metal roofing (Jasman)
- Install gutter w/ leaf guard (Jasman)
(e) Finishes  (Jasman)
- Install Custom reception desk (Jasman)
- Painting - Graffiti-resistant coating (for veneer and concrete only, not fiber cement siding)  (Jasman)
- Reflected ceiling (Jasman)

2) Classrooms:
(a)  Foundation (Slab & Footings)  (Jasman)
- Concrete slab  (Jasman)
- Footing  (Jasman)
- Floor  (Jasman)
(b)  Framing  (Jasman)
- Wall framing  (Jasman)
- Fiber cement siding finish  (Jasman)
- Bracing  (Jasman)
- Decorative metal truss  (Jasman)
(c)  MEP  (Jasman)
- Exterior-mounted backpack rack  (Jasman)
- exterior light fixtures  (Jasman)
- Interior light fixtures  (Jasman)
- convex mirrors  (Jasman)
- Security cameras  (Jasman)
(d)  Roof
- insulation R-30
- conduit
- Vent pipe (at metal roofing)
(e) Finishes  (Jasman)
- Door and frame  (Jasman)
- Storefront door  (Jasman)
- Hollow metal framed window  (Jasman)

# data[].attributes.body
Demo Activities:
1) Demo existing building A, B, C (Jasman)
2) Demo existing Concrete SW, truncated domes and stairs (Jasman)
3) Demo existing Concrete valley gutter (Jasman)
4) Demo existing wall (Jasman)
5) Remove existing backflow and Utility vault (Jasman)
6) Abandon existing pipes in place and formally record septic abandonment with Town of Paradise (Jasman)

New Sitework Activities:
1) Construct fencing (Jasman)
2) Thicken edge sidewalk (Jasman)
3) Construct steps and railing (Jasman)
4) Construct concrete curb (Jasman)
5) Construct flush truncate dome (Jasman)
6) Construct retaining wall (Jasman)
7) Install ADA parking and signage (Jasman)
8) Relocate existing gate (Jasman)
9) Locate and protect existing pressure sewer and SD lines (Jasman)
10) Pump out, perforate bottom of tank and fill tank with slurry. (Jasman)
11) Move the existing control panel to new location (Jasman)
12) Repair and remain existing DI after removal of 6" & 8" SD pipes (Jasman)
13) Relocate and connect to existing pressure sewer line (Jasman)
14) Locate and pothole existing sewer line (Jasman).
15) Concrete work (parneet )
16) Surveying of site (parneet)

# data[].attributes.body
1) Submittals
- Steel Doors and Frames(Kevin)
-Joint Sealants(Kevin)
-Fire Resistive Joint sealants(Kevin)
- Roofing Accessories(Kevin)
-Sheet Flashings(Kevin)
-Insulation(Kevin)
- Concrete (Kevin)
- Interior Architectural Wood Work(Kevin)
-Rough Carpentry (Kevin)
- Irrigation (Jasman)

2) Fabrication
- Steel fabrication (Jasman)
- Doors and windows (Jasman)
- Staircase (parneet)

# data[].attributes.headline
Brainstorm Permits and Buyout of Contracts

# data[].attributes.subject
Brainstorm Permits and Buyout of Contracts

# data[].attributes.body
1) Permits
- Demo Permit (Vidal)
- Utilities Permit (? Vidal)
- Building Permit
-Fire resistance (parneet)
- Demolish (parneet)

2) Buyout of Contracts (Establishing the contracts, checking scopes, making sure bid amount is correct, check for any missing items, etc. [for all subcontractors])
- Demo/site work contractors (Vidal)
- Concrete & Rebar
- Structural ?
- Flooring ?
- Insulation (Vidal)
- Drywall (Vidal)
- Plumbing (Vidal)
- Electrical (Vidal)
- Carpentry (parneet)
- Plumbing (parneet)
-Sitework (parneet)

# data[].attributes.headline
Brainstorm Construction Overview / Estimates

# data[].attributes.subject
Brainstorm Construction Overview / Estimates

# data[].attributes.body
- Demolition (Jasman)
- Concrete (Kevin)
- Roof Framing( Kevin)
- Erosion Control Plan (Jasman)
- Equipment ( parneet)
- utilities (parneet)
- Masonry, Metal, Wood, Plastic, Thermal and Moisture protection ( parneet)

# data[].attributes.body
- Notice to Proceed (NTP)
- Foundations Complete
- Project Substantial completion
- Project final completion
- Owner occupancy
- Building A Start (Vidal)
-Building A Finish (Vidal)
- Building B Start(Vidal)
- Building B Finish (Vidal)
-Building C Start(Vidal)
- Building C Finish(Vidal)
- Procurement completion ( Darshani )
- Construction start ( Darshani )
- Post Construction...(Kyle)
- Documents of construction (parneet)
- Funding (parneet)

# data[].attributes.headline
Cedarwood Elementary Project Baseline Schedule (Level 1)

# data[].attributes.subject
Cedarwood Elementary Project Baseline Schedule (Level 1)

# data[].attributes.body
Cedarwood Elementary Project is set up to have a project delivery method (PDM) of Design Bid Build Project (DBB). This means that at Notice to Proceed (NTP), we have 100% Construction Drawings, therefore design is complete.