# data[].attributes.headline
Account manager API oauth documentation completed. 

# data[].attributes.subject
Account manager API oauth documentation completed. 

# data[].attributes.body
feedback to them by end of day monday.

# data[].attributes.body
Goals: Catch up with Varun to set goals for the week.
Blockers:
Risk: ramping up time

Monday Nov 28
Last week:  orientation.
Today:   Catch up with Varun to set goals for the week.

Tues Nov 29
Yesterday:    Met with Varun and reviewed code base and controllers and postman and got the app up and running.
Today:  Will continue to look at postman and update env variables and then will talk to Ed about getting task.

Wed Nov 30
Yesterday:   Started on host filtering. Calling discovery API.
Today:   Adding programatic call to API and cleaning up response model object

Thurs Dec 1
Yesterday:   Added the programatic call to the API but not returning events/mapped
Today:   Fix the API event mapping issue

Friday Dec 2 (Goal complete)
Yesterday:   Sorted out discovery bug with url encoding. met with ed and varun to review next steps: metrics (performance)
Today:   metrics (performance)

# data[].attributes.body
Goals: Update ticket design.
Blockers: Cannot download Android App - Ed to help.
Risk:

Monday Nov 28
Last week:
Today:   Meet with Meghan and Cathy to review design and come up with goals.

Tues Nov 29
Yesterday:   Sync'd up wth design team today.
Today: Will work with Cathy to divide Android and iOS.

Wed Nov 30
Yesterday:   Working on Android mobile ticket
Today:   continue working on android mobile ticket

Thurs Dec 1
Yesterday:   Design for the ticket on the Android side
Today:   Design for the ticket on the Android side

Friday Dec 2 (Goal complete? - pending approval of Android today)
Yesterday:   Worked on ticket android design.
Today:   ticket android

# data[].attributes.body
Goals: Update ticket design.
Blockers:  No invitation to the app
Risk:

Monday Nov 28
Last week:
Today:   Meet with Meghan and Andrew to review design and come up with goals.

Tues Nov 29
Yesterday:   Met with design team
Today: Look into design with iOS specific to list view. Meeting with Cedric

Wed Nov 30
Yesterday:   Met with Cedric to look at iOS tix design. Tweaking and getting it ready for friday stakeholder meeting
Today:   Continue to work on iOS tix

Thurs Dec 1
Yesterday:
Today:   Not Present at stand up

Friday Dec 2 (Goal complete )
Yesterday:   Completed 1st iteration of the ticket. put into prototype.
Today:   meet with stakeholders and then will update per results of meetings. should deliver early next week: ticket view

# data[].attributes.body
Goals: Account manger log in side done. Try to get some SDK API done for tickets.
Blockers: Does not have access to Archtics keys. Waiting for Archtics QA env.
Risk:

Monday Nov 28
Last week:  Presence.
Today:   Stub API methods for Karl - and will work on login - getting keys with Cedric.

Tues Nov 29
Yesterday:    Begun Implementing TMX api, ran into a blocker around arctics keys. no way to set separate configs in arctics to log in sdk.
Today: will finish final final final documentation for sdk. so that it can be downloaded. expect to be able to use account manager today.

Wed Nov 30
Yesterday:   attempt to get account manager login. Docs ready and distribution for login SDK and TMX SDK
Today:   Implement the service to get temp tokens to pull data to TMX SDK from the service

Thurs Dec 1
Yesterday:   Added hook and support for login and support for actual values for what will be returned from AMGR (headers, client keys), TMX SDK removed old code, changed event model from Varun's service, get events and get tickets are now using real data but not getting tickets that match.
Today:   Work with  Karl fixing the TMX SDK and Varun on service calls

Friday Dec 2 (Goal complete - somewhat complete - where not blocked)
Yesterday:   Getting temp tokens working - spent time on that. fixed bugs and conflicts.
Today:   issues with barcode urls. can't map them. getting ticket endpoints - have events working. moving on to another endpoint (transfer)

# data[].attributes.body
Goals: Get FXO things completed, documentation, and make sure we get them everything they need. integration doc for log in and for sdk. Find out what pieces are missing and better visibility into timeframe.
Blockers:
Risk:

Monday Nov 28
Last week:  AWS migration done.
Today:   Account manager api documentation review and feedback. FXO documentation.

Tues Nov 29
Yesterday:    Met about what needs to get done for FXO - documentation.
Today: documentation to get done today.talk to Nasi about social log in.

Wed Nov 30
Yesterday:   Documentation confluence
Today:   Get feedback to AMGR on API Docs

Thurs Dec 1
Yesterday:   AMGR API discovery API - Might not need to do any work on the discovery API. Varun API - How do we get multiple member ID's to switch between accounts AMGR - Need to speak with Cedric
Today:   Working with Nasi on social login and the rest of the SDK on what is left to slice for the next several weeks.

Friday Dec 2 (Goal complete)
Yesterday:   Worked with SDK team on remaining work. cleared up some questions with Cedric. not adding new payment methods for first slice. we are allowing people to add payment method when one does not exist - and changing should be available as well. meaning one payment method at a time.
Today:   Preparing for showcase and work with jerry to find out what is left for posting.

# data[].attributes.body
Goals: finish transfer (remaining: abstracting ui elements to be reusable, refactoring code so that it works for resale and transfer)
Blockers: Services were still down - need to be redeployed. Host is working. Not able to get Cisco VPN on mobile devices
Risk:

Monday Nov 28
Last week:  focused on resale UI
Today:   Full transfer flow - to get transfer on host done.

Tues Nov 29
Yesterday:    transfer flow - around host and am now able to get ticket from both systems in the app!!!!!
Today: Want to get host transfer done today. need to talk with Varun about transfer for Archtics. Assuming host is done and arctics is not defined, then ill focus on clean up and merging.

Wed Nov 30
Yesterday:   got the host transfer working (initiate) , tested cancel and ticket details (not in flow yet)
Today:   Merge develop into feature branch. Working on cancel and transfer details into the flow.

Thurs Dec 1
Yesterday:   Merged develop in the transfer branch and bulit the tool tip to show that the tickets can be transferred
Today:   adding the cancel logic to the ticket page. BLOCKER: Services were not working-RESOLVEd

Friday Dec 2 (Goal complete)
Yesterday:   merging and refactoring the tickets view. specific to cancel and ticket details into the flow.
Today:   cancel and ticket details into the flow - hoping to wrap up transfer on host.

# data[].attributes.body
Goals: Started on Host and finish create posting by the end of the week. and get posting. review host posting policy.
Blockers: services down
Risk:

Monday Nov 28
Last week:  Archtics creation of posting done. goal met. finished update posting as well. Archtics posting policy endpoints are complete
Today:   Host side of posting. work off of documentation provided by amgr oauth.

Tues Nov 29
Yesterday:    continued work on posting
Today: OOO

Wed Nov 30
Yesterday:   OOO
Today:   OOO

Thurs Dec 1
Yesterday:   Working on the POST through the POSTMAN to the HOST
Today:   Add the POST to the API

Friday Dec 2 (Goal complete?)
Yesterday:
Today:   OOO

# data[].attributes.body
Goals: terms and conditions for tickets. help ramp up Andrew S and will prioritize.
Blockers: service down.
Risk:

Monday Nov 28
Last week:  Moved to Non-prod.
Today:   Working with andrew and deploying service to remove blockers. then goal.

Tues Nov 29
Yesterday:    Deployed service and it is now working. reviewed code with andrew s. worked on terms and conditions from arctics and host. some issues, but working through it.
Today: Continue working on getting terms and conditions. (issues with getting this from Host as it uses a different api and does use auth.

Wed Nov 30
Yesterday:   Created MR for UWD. Working on getting Ts&Cs
Today:   Fix issues with get tix endpoint

Thurs Dec 1
Yesterday:   Fix issues with get orders endpoint for archtics
Today:   Testing this on the QA Enviornment. Team will not see until this moves to the QA environment. Need the terms and conditions from MES team. Waiting for a follow up with the team that worked on Passbook. Logs service is seeing issues.

Friday Dec 2 (Goal complete - half (arctics but not host))
Yesterday:   UWD merge request. worked with Kai to integrate with the backend. met with Ed and Andrew S - to work though instrumentation and logging. Started looking into adding payment methods for host and Archtics.
Today:   Adding payment methods continued.

# data[].attributes.body
Goals: work with kai to hook up sdk to the ux and create stubs.
Blockers: kais auth blockers. and deep linking needs some more definition.
Risk:

Monday Nov 28
Last week:  a good amount of the deep linking
working.
Today:   Wrap up what is left for deep linking and then prepare for sdk work with kai.

Tues Nov 29
Yesterday:    Met with Ed and team about FXO integration doc. Also wrapped up deep linking to the best of our ability based on requirements not being fully defined.
Today:

Wed Nov 30
Yesterday:   Getting docs ready for FXO integration. Merge deep link to git.
Today:   Continue to work on TMX SDK and add link to confluence. Work with Kai to get SDK stubbed out for the API integration

Thurs Dec 1
Yesterday:   Adding some missing pages for resale for adding bank accounts and CC's.
Today:   Stubbing out the SDK for out for the API integration

Friday Dec 2 (Goal complete?)
Yesterday:   Worked with Kai on log in side - to help him implement. worked on view controller.
Today:   Try to play catch up on the stubbing out of the sdk and will work on completing the goal today.

# data[].attributes.body
Goals: Ensure Andrew and Cathy can move forward and to to unblock Kai. Need to work on new PMM. (ariel rosenberg)
Blockers:
Risk:

Monday Nov 28
Last week:  completed goal - start transition of UX teams.
Today:   Helping Kai unblock

Tues Nov 29
Yesterday:    Met with Andrew, Cathy on UX. Met with Howard to incorporate the TMX flows into my.ticketmaster.com
Today: Met with product manager for resale for future slicing. Talking to John Winnie about mixpanel.

Wed Nov 30
Yesterday:
Today:

Thurs Dec 1
Yesterday:
Today:   Need to chat with Ed on the Member API questions.

Friday Dec 2 (Goal complete)
Yesterday:   Got QA env for AMGR (yay). posted details on channel. OAuth is still having some issues. - blocked by this. hoping to unblock in the next couple of hours. Showed prototype to orlando magic.
Today:    met with san jose earthquake about current sdk and a little about new one. they may fall into fan hero as it is an MLS team (Avaya is the provide).Work on showcase and work on other project.

# data[].attributes.body
Goals: Account manager auth integration. TMX SDK requirements from FXO and work on integration guide and setup crashlytics.
Blockers: Account manager OAuth.
Risk:

Monday Nov 28
Last week:  goal completed: tickets detail page.
Today:   setting up crashlytics and if time permits, begin AMGR integration.

Tues Nov 29
Yesterday:    Set up crashyltics for test app, set up beta testing program for tmx sdk. and identified deliverables for fxo.
Today: focus on integration guide for fxo team

Wed Nov 30
Yesterday:   Created new project for integration. Refactored TMX SDK for easier integration. Created integration docs
Today:   Checking new integration project into git. Implement temp solution for QA tokens

Thurs Dec 1
Yesterday:   cleaned up the, implemented the
Today:   Debugging the QA tokens and work on resale.

Friday Dec 2 (Goal complete - where not blocked)
Yesterday:    Finished QA tokens and started on resale payment method
Today:   resale payment method