# data[].attributes.headline
1.8.4 Documenting the test result for site #2

# data[].attributes.subject
1.8.4 Documenting the test result for site #2

# data[].attributes.body
BT Tech Lead
5 days

# data[].attributes.headline
1.8.2 Performing the network test & fixing issues - site #2

# data[].attributes.subject
1.8.2 Performing the network test & fixing issues - site #2

# data[].attributes.body
Engineer #2
2 days

# data[].attributes.headline
9. Milestone: Closure report of 2 handovers

# data[].attributes.subject
9. Milestone: Closure report of 2 handovers

# data[].attributes.headline
7. Milestone: Access to the 2 devices via NetCloud

# data[].attributes.subject
7. Milestone: Access to the 2 devices via NetCloud

# data[].attributes.headline
4. Milestone: Quote offer to the customer

# data[].attributes.subject
4. Milestone: Quote offer to the customer

# data[].attributes.headline
1.7.9 Cradlepoint Netcloud management & fixing issue

# data[].attributes.subject
1.7.9 Cradlepoint Netcloud management & fixing issue

# data[].attributes.body
Engineer - TDA
2 days

# data[].attributes.body
Engineer - TDA
1 day

# data[].attributes.body
BT Business Manager
3 days

# data[].attributes.body
TDA - Engineer
1 day

# data[].attributes.body
Engineer
1 day

# data[].attributes.body
Engineer
1 day

# data[].attributes.body
Engineer
1 day

# data[].attributes.body
Tech Lead
3 days

# data[].attributes.headline
1.7.3 Terminate branch site DMVPN tunnels

# data[].attributes.subject
1.7.3 Terminate branch site DMVPN tunnels

# data[].attributes.body
Engineer
3 days

# data[].attributes.headline
1.7.2 Peer via BGP to the EE WAN edge routers (private APN) over DMVPN tunnels

# data[].attributes.subject
1.7.2 Peer via BGP to the EE WAN edge routers (private APN) over DMVPN tunnels

# data[].attributes.body
Engineer
1 day

# data[].attributes.body
Engineer
2 days???

# data[].attributes.headline
1.9.1 Sending the test results to customer

# data[].attributes.subject
1.9.1 Sending the test results to customer

# data[].attributes.body
BT Tech Lead / PM
1 day

# data[].attributes.headline
1.6.8 Testing for Plant topology and for Warehouse topology will be performed.

# data[].attributes.subject
1.6.8 Testing for Plant topology and for Warehouse topology will be performed.

# data[].attributes.body
Engineer
6 days

# data[].attributes.headline
1.6.7 Configure E300 lab branch routers as per Ardagh configuration

# data[].attributes.subject
1.6.7 Configure E300 lab branch routers as per Ardagh configuration

# data[].attributes.body
Engineer
3 days

# data[].attributes.headline
1.8.3 Documenting the test result for site #1

# data[].attributes.subject
1.8.3 Documenting the test result for site #1

# data[].attributes.body
BT Tech Lead
5 days

# data[].attributes.body
BT PM
10 days

# data[].attributes.headline
1.6.6 Build GRE tunnel from 2 * E300 branch routers to CW headend

# data[].attributes.subject
1.6.6 Build GRE tunnel from 2 * E300 branch routers to CW headend

# data[].attributes.body
Engineer
1 day

# data[].attributes.headline
1.6.5 Build DMVPN tunnel from 2 * E300 branch routers to CW headend

# data[].attributes.subject
1.6.5 Build DMVPN tunnel from 2 * E300 branch routers to CW headend

# data[].attributes.body
Engineer
1 day

# data[].attributes.headline
1.6.4 Configure BT Ardagh lab environment (IP,BGP AS)

# data[].attributes.subject
1.6.4 Configure BT Ardagh lab environment (IP,BGP AS)

# data[].attributes.body
Engineer
3 days

# data[].attributes.headline
1.8.1 Performing the network Test & fixing issues -site #1

# data[].attributes.subject
1.8.1 Performing the network Test & fixing issues -site #1

# data[].attributes.body
Engineer #1
2 days

# data[].attributes.body
Customer Tech Lead
1 day

# data[].attributes.body
Engineer
5 days

# data[].attributes.body
Customer Director
1 day

# data[].attributes.headline
 1.6.3 Installation of headend router in the Ballymount

# data[].attributes.subject
 1.6.3 Installation of headend router in the Ballymount

# data[].attributes.body
Engineer
1 day

# data[].attributes.headline
1.6.2 Installation of headend router in the Citywest Datacentre

# data[].attributes.subject
1.6.2 Installation of headend router in the Citywest Datacentre

# data[].attributes.body
Engineer
1 day

# data[].attributes.body
Sales Engineer
3 days

# data[].attributes.headline
1.6.1 Delivery of EE private APN solution

# data[].attributes.subject
1.6.1 Delivery of EE private APN solution

# data[].attributes.body
Engineer
3 days

# data[].attributes.body
Customer Senior Manager
5 days

# data[].attributes.body
Sales Engineer
3 days

# data[].attributes.body
BT Account Director
1 day

# data[].attributes.body
Sales Engineer
5 days

# data[].attributes.body
Customer PM - BT PM
1 day

# data[].attributes.headline
1.2.2 Set up a call with Customer to explain the HLD doc.

# data[].attributes.subject
1.2.2 Set up a call with Customer to explain the HLD doc.

# data[].attributes.body
PM - Engineer - TDA -
1 day

# data[].attributes.body
BT Account Director
1 day

# data[].attributes.headline
1.2.1. Create a document with HLD Design

# data[].attributes.subject
1.2.1. Create a document with HLD Design

# data[].attributes.body
Engineer
10 days