# data[].attributes.headline
During Key design reviews design/GT team participated in talking through options with brand and mitigate risk to the LOE in dev 

# data[].attributes.subject
During Key design reviews design/GT team participated in talking through options with brand and mitigate risk to the LOE in dev 

# data[].attributes.body
MVF

# data[].attributes.headline
The design kicked off in June and was completed in 3.5 month

# data[].attributes.subject
The design kicked off in June and was completed in 3.5 month

# data[].attributes.body
MVF

# data[].attributes.headline
David - established change log to track mid-sprint design updates.

# data[].attributes.subject
David - established change log to track mid-sprint design updates.

# data[].attributes.headline
David - Designer and Product owner being around in team room at regular hours.

# data[].attributes.subject
David - Designer and Product owner being around in team room at regular hours.

# data[].attributes.headline
The dev team had to be  affected by the furlough; hence, adding the weeks to the project duration

# data[].attributes.subject
The dev team had to be  affected by the furlough; hence, adding the weeks to the project duration

# data[].attributes.body
MVF

# data[].attributes.headline
David - didn't plan milestone dates around regional holidays

# data[].attributes.subject
David - didn't plan milestone dates around regional holidays

# data[].attributes.headline
It seem there was confusion on QA, UAT and cross browser testing goals and what teams does what QA. And whether the QA was completed prior to UAT with brand team

# data[].attributes.subject
It seem there was confusion on QA, UAT and cross browser testing goals and what teams does what QA. And whether the QA was completed prior to UAT with brand team

# data[].attributes.body
MVF

# data[].attributes.headline
David - recognition of individual achievements and celebration of team success.

# data[].attributes.subject
David - recognition of individual achievements and celebration of team success.

# data[].attributes.headline
David - participation by Brand team and business stakeholders in sprint demo starting fwd dev sprint 1

# data[].attributes.subject
David - participation by Brand team and business stakeholders in sprint demo starting fwd dev sprint 1

# data[].attributes.headline
There was mutual understanding that it is crucial for design team to be involved throughout develop phase. As the project timeline was getting extended, the vendor contract was extended as some point CO was signed by 2 VPs

# data[].attributes.subject
There was mutual understanding that it is crucial for design team to be involved throughout develop phase. As the project timeline was getting extended, the vendor contract was extended as some point CO was signed by 2 VPs

# data[].attributes.body
MVF

# data[].attributes.headline
It started as making blue design assignment and as design was complete the techonlogy implementation went into Components 2.0 direction. Hence the designs had to be "retrofitted". As it was first Components 2.0 project

# data[].attributes.subject
It started as making blue design assignment and as design was complete the techonlogy implementation went into Components 2.0 direction. Hence the designs had to be "retrofitted". As it was first Components 2.0 project

# data[].attributes.body
MVF

# data[].attributes.headline
Brand team was mostly contractors. The brand manager changed 3 time throughout the project 

# data[].attributes.subject
Brand team was mostly contractors. The brand manager changed 3 time throughout the project 

# data[].attributes.body
MVF

# data[].attributes.headline
Brand team struggled to understand what was possible from design and tech perspective. Hence they didn't feel they were able to redesign site (design wise), but  just "making it blue" 

# data[].attributes.subject
Brand team struggled to understand what was possible from design and tech perspective. Hence they didn't feel they were able to redesign site (design wise), but  just "making it blue" 

# data[].attributes.body
MVF

# data[].attributes.headline
Quick SOW to design kick off with cross functional team ) MVF

# data[].attributes.subject
Quick SOW to design kick off with cross functional team ) MVF

# data[].attributes.headline
Brand team, GT, Delivery, Content Ops, Markeing were all involved in  design RFP and vendor selection process

# data[].attributes.subject
Brand team, GT, Delivery, Content Ops, Markeing were all involved in  design RFP and vendor selection process

# data[].attributes.body
MVF

# data[].attributes.headline
Had successful and very aggressive RFP process to 3 vendors (3 weeks from initiation to vendor selection)

# data[].attributes.subject
Had successful and very aggressive RFP process to 3 vendors (3 weeks from initiation to vendor selection)

# data[].attributes.body
MVF

# data[].attributes.headline
Miguel - Last-minute revisions on Simplified/Trad Chinese translations due to "inaccuracies" by vendor/validators. Cause has not been identified. 

# data[].attributes.subject
Miguel - Last-minute revisions on Simplified/Trad Chinese translations due to "inaccuracies" by vendor/validators. Cause has not been identified. 

# data[].attributes.headline
Went through GSM Intake process. Hence there was discover and coversations on the matter prior to kicking off

# data[].attributes.subject
Went through GSM Intake process. Hence there was discover and coversations on the matter prior to kicking off

# data[].attributes.body
MVF