# data[].attributes.headline
Priority 1: Lumin-awa Residences (Turnkey)

# data[].attributes.subject
Priority 1: Lumin-awa Residences (Turnkey)

# data[].attributes.body
Location: Brgy Balong, Tabuk City, Kalinga

Lot area: 20,000 sqm

Phase 1

No. of Buildings: 9 (25 units per floor)

No. of Floors: 5

No. of Units: 1,125

Developer: Bangyan 3D Construction

Status:

Ongoing completion of technical plans for submission to PMO for technical review certification (awaiting feedback on the final number of buildings)

SDP approved by Sec Acuzar Sept 2, 2024

Conducted Groundbreaking Ceremony on Aug 28, 2024

MOA signed between LGU and Developer on July 9, 2024 in Kalinga

DHSUD 4PH team to conduct inspection of the new project site on June 5; the LGU changed the project site from LGU-owned to private owned.

Presentation of the Technical Plans to the LGU (May 2, 2PM) prior to submission to PMO for technical review

Ongoing compliance of requirements for bi-partite MOA signing between the PLGU and Developer

MOU: April 4, 2024

Ongoing listing of beneficiaries

Next Steps:

Facilitate MOA signing between PLGU and Developer

MOU: April 4, 2024

Ongoing listing of beneficiaries

# data[].attributes.headline
Priority 2: Rizal, Kalinga 4PH (Turnkey)

# data[].attributes.subject
Priority 2: Rizal, Kalinga 4PH (Turnkey)

# data[].attributes.body
Location: Brgy. Liwan West, Rizal, Kalinga

Lot area: 10,062 sqm

No. of Buildings: 3 (25 units per floor)

No. of Floors: 4

No. of Units: 300

Developer: Delta Construction (Engr. Prudencio Humiding)

Status:

Ongoing compliance with documentary requirements for the sale of the lot as required in the COA guidelines; the Developer has conducted the required soil test and is ready to mobilize as soon as the LGU lot disposal is completed

RO-CAR RD will be meeting with LGU and the Developer on June 4 to facilitate the said documentary compliance

SB resolution authorizing the mayor to sign the Contract to Sell and the Deed of Sale

ECC Application Date - April 2

Ongoing process of transfer of TCT to the Developer; SB met April 30 for the issuance of a resolution/ ordinance.

Soil test conducted, April 26-27 (Result to be released within 6-7 days)

MOA signed between MLGU and Developer, April 19, 2024

MOU signed between MLGU and DHSUD, January 19, 2024

Next Steps:

Facilitate the scheduling for groundbreaking and start of Construction

Beneficiaries: Assist in profiling

# data[].attributes.headline
Priority 3: Makapessa Residencia (Turnkey)

# data[].attributes.subject
Priority 3: Makapessa Residencia (Turnkey)

# data[].attributes.body
Location: Malama, Conner, Apayao

Lot Area: 3,854 sqm

No. of Buildings: 3

No. of Floors: 4

No. of Units: 300

Developer: Bangyan 3D Construction

Status:

Ongoing negotiation on lot price to be acquired by the Developer.

Signed MOU with DHSUD on September 16, 2024

Site inspection conducted on May 23; private lot

SB Resolution authorizing the Mayor to enter an MOU with DHSUD, July 3, 2023

with LOI (April 25, 2023)

# data[].attributes.headline
Priority 3: Baguio City-Topinao Socialized Housing and Permaculture Community (PPP JV)

# data[].attributes.subject
Priority 3: Baguio City-Topinao Socialized Housing and Permaculture Community (PPP JV)

# data[].attributes.body
Location: Municipality of Tuba, Benguet

Lot area: 7.19 has

No. of Buildings: 29

No. of Floors: 5 and 10

No. of Units: 3,660

Developer: Scheirman

Status:

Ongoing completion of requirements for PPP by the Developer

Ongoing profiling of beneficiaries

Groundbreaking, May 17, 2023

MOU signed between the LGU and DHSUD February 20, 2023

# data[].attributes.headline
Priority 4: Luna Terraces Permaculture Community (LGU-Initiated)

# data[].attributes.subject
Priority 4: Luna Terraces Permaculture Community (LGU-Initiated)

# data[].attributes.body
Location: Brgy. Luna, Irisan, Baguio City

Lot area:

No. of Buildings: 8

Number of Floors: 4

No. of Units: TBD

Developer: TBD; subject to bidding

Status:

Ongoing road widening works and settlement of RROW leading to the project site

Land development remains suspended while waiting for the release of certification on availability of funds thru Direct Participation by DHSUD CO as requested by the developer (ME Sicat) for the completion of the land development project

Enhancement of building plans based on 4PH standards.

Ongoing profiling of beneficiaries

# data[].attributes.headline
Potential LGU 1: Lamut Housing (Turnkey)

# data[].attributes.subject
Potential LGU 1: Lamut Housing (Turnkey)

# data[].attributes.body
Location: Brgy. Lawig, Lamut, Ifugao

Lot Area: 10,000 sqm

No. of Buildings: TBD

No. of Floors: 4

No. of Units: 300 units

Developer: TBD

Status:

MOU signing to be scheduled upon submission of the Site Development Plan

Ongoing talks with the Developer

Submitted an LOI last May 23, 2024

Conducted site inspection: April 19, 2024

Next Steps:

Facilitate the coordination for MOU signing

# data[].attributes.body
Developer: Mountain Terraces Development Corp.

Location: Itogon, Benguet

Lot Area: 2,500 sqm

No. of Buildings: 2

No. of Floors: 4

No. of Units: 168

Status:

DHSUD advised Itogon to submit an LOI and comply with the requirements for MOU signing

DHSUD-CAR facilitated a meeting with the Developer and Itogon LGU last May 13; the Developer was advised to submit an LOI addressed to the LCE regarding their proposed 4PH project

Site inspection conducted

Developer submitted its LOI to DHSUD-CAR

Next Steps:

# data[].attributes.body
Developer: Alfa-alfa Construction

Location : Asin, Tuba, Benguet

Lot Area: 1,485 sqm

No. of Buildings: 1

No. of Floors: _____

No. of Units: _____

Status:

awaiting submission of documents

with LOI

Next Steps:

Schedule project site inspection

Connect the Developer with the MLGU upon submission of a copy of OCT/TCT

# data[].attributes.body
Developer: Anaban Corporation

Location: Poblacion, Tuba, Benguet

Lot Area: 10,000 sqm

Phase 1

No. of Buildings: 5

No. of Floors: 4

No. of Units:

Status:

Ongoing revision of technical plans to integrate suggestions/inputs from the SB during its meeting last April 23, 2024

Presented draft Site Development and Building Plans to Tuba SB

Next Steps:

Developer to conduct consultation with the Barangay as suggested by the SB

Developer to present revised plans to SB, an offshoot for the forging of MOU with Tuba

Developer to submit Technical Plans to PMO for review