# data[].attributes.headline
need to retool new EIU regular/promoted staff on higher responsibilities 

# data[].attributes.subject
need to retool new EIU regular/promoted staff on higher responsibilities 

# data[].attributes.headline
Staff and immediate families affected by COVID-19 transmission

# data[].attributes.subject
Staff and immediate families affected by COVID-19 transmission

# data[].attributes.headline
Amount of time devoted to learning how to develop and use form 2 (expected during the pilot). Limitations of form 2 in capturing project realities

# data[].attributes.subject
Amount of time devoted to learning how to develop and use form 2 (expected during the pilot). Limitations of form 2 in capturing project realities

# data[].attributes.headline
Challenge/Concern: maintaining ties with MT4T dissemination partners

# data[].attributes.subject
Challenge/Concern: maintaining ties with MT4T dissemination partners

# data[].attributes.body
- proper turnover to KMNO and constant discussion with them on similar concerns

# data[].attributes.body
Transition (learning curve) to new Center planning and monitoring system

# data[].attributes.headline
New Monitoring Form 2 does not capture the real value in terms of extent or level of project accomplishment  

# data[].attributes.subject
New Monitoring Form 2 does not capture the real value in terms of extent or level of project accomplishment  

# data[].attributes.headline
issues encountered with devices used for WFH

# data[].attributes.subject
issues encountered with devices used for WFH

# data[].attributes.body
- constant coordination with SMU for technical assistance
- replacement of old workstation with new ones

# data[].attributes.headline
potential loss of clients/opportunities for collaboration with development partners due to moratorium in accepting donor-funded projects

# data[].attributes.subject
potential loss of clients/opportunities for collaboration with development partners due to moratorium in accepting donor-funded projects

# data[].attributes.headline
Ensuring completion of explainer videos based on approved timeline, considering EMU's heavy load and staff transitions

# data[].attributes.subject
Ensuring completion of explainer videos based on approved timeline, considering EMU's heavy load and staff transitions

# data[].attributes.headline
Late preparation of liquidation report on Internet allowance of ALS participants due to confirmation of documentation requirements

# data[].attributes.subject
Late preparation of liquidation report on Internet allowance of ALS participants due to confirmation of documentation requirements

# data[].attributes.headline
Delayed guidelines of NEAP re: PD credits for ALS implementers on MT4T

# data[].attributes.subject
Delayed guidelines of NEAP re: PD credits for ALS implementers on MT4T

# data[].attributes.body
Tasks that require physical reporting to the office

# data[].attributes.headline
Transition (learning curve for new PM) in project management (including project files), especially for projects with deeper institutional history

# data[].attributes.subject
Transition (learning curve for new PM) in project management (including project files), especially for projects with deeper institutional history

# data[].attributes.body
Delay in finalizing layout design of EIE modules (much longer than planned)

# data[].attributes.body
Physical bonding with ERIO staff

# data[].attributes.headline
confusion in EIE printing's procurement process on the role of requisitioner (getting quotation) and GSD

# data[].attributes.subject
confusion in EIE printing's procurement process on the role of requisitioner (getting quotation) and GSD

# data[].attributes.body
WFH and physical reporting arrangment

# data[].attributes.headline
slow down in closing a project with pending PCR requirement

# data[].attributes.subject
slow down in closing a project with pending PCR requirement

# data[].attributes.headline
searching for the best EIU Senior Associate given limited pool of candidates

# data[].attributes.subject
searching for the best EIU Senior Associate given limited pool of candidates

# data[].attributes.body
Burden of the pandemic

# data[].attributes.headline
Limited responsiveness of stakeholders in various parts of the country (when doing follow-up for monitoring or asking for submissions) - might be due to connectivity issues/ busy schedules

# data[].attributes.subject
Limited responsiveness of stakeholders in various parts of the country (when doing follow-up for monitoring or asking for submissions) - might be due to connectivity issues/ busy schedules

# data[].attributes.headline
Internet connection issues during online activities 

# data[].attributes.subject
Internet connection issues during online activities 

# data[].attributes.headline
Resignation/ end of contract of project associates before end of project life

# data[].attributes.subject
Resignation/ end of contract of project associates before end of project life

# data[].attributes.headline
Challenge: Continuing impact of the pandemic

# data[].attributes.subject
Challenge: Continuing impact of the pandemic

# data[].attributes.body
How this was addressed/is being addressed:
- WFH arrangement
- conduct of online events, meetings
- constant coordination/consultation with partners
- adjusting timelines, as needed

# data[].attributes.headline
preparing for transition and managing change in Unit leadership

# data[].attributes.subject
preparing for transition and managing change in Unit leadership

# data[].attributes.headline
Surges in Covid cases that affected Center-based days (limited productivity especially re: logistics)

# data[].attributes.subject
Surges in Covid cases that affected Center-based days (limited productivity especially re: logistics)