# data[].attributes.headline
Try to use Selva's capacity to start MA cotiviti sooner if possible

# data[].attributes.subject
Try to use Selva's capacity to start MA cotiviti sooner if possible

# data[].attributes.headline
Consider bumping up Selva and Naveena's capacity to 80%, so that additional work such as Liviniti can be pulled into the PI

# data[].attributes.subject
Consider bumping up Selva and Naveena's capacity to 80%, so that additional work such as Liviniti can be pulled into the PI

# data[].attributes.headline
Feature 603388: 2025 OGB New Products are displaying LA Blue Names in the Product_Group_Alternate_Brand field

# data[].attributes.subject
Feature 603388: 2025 OGB New Products are displaying LA Blue Names in the Product_Group_Alternate_Brand field

# data[].attributes.body
Curious why this work spans 4/2 - 5/27 as it appears to be a pretty straight forward update to existing logic.

# data[].attributes.body
For now, let's remove this work from the boards. We will be working over the next few weeks to determine how the two Production Support teams come together and operate going forward. Apologies for any stress added to day 1 planning by the addition of team members/work with little to no communication.

# data[].attributes.headline
FEATURE 533229 - Enhancement: Drug Fields from ESI Data

# data[].attributes.subject
FEATURE 533229 - Enhancement: Drug Fields from ESI Data

# data[].attributes.body
Is it possible for Alpha to deliver this feature early/mid-April? STAR-MAP has a dependency on this feature and due to contractual agreements, it must be delivered in April.

# data[].attributes.headline
FEATURE 528789 - Extract Enhancement: Add the Submitted DRG Code to Varis MA Claims File

# data[].attributes.subject
FEATURE 528789 - Extract Enhancement: Add the Submitted DRG Code to Varis MA Claims File

# data[].attributes.body
Listed as "Not Committed" but analysis has been completed. Last week, we (PM+ Legends) relayed a 6/1 delivery but still confirming a UAT date with Jennifer Leonard. Is it possible to add this in place with the recommended changes from Dinesh?

# data[].attributes.headline
FEATURE 583534 - Extract Decommission - Bernhard to Artemis

# data[].attributes.subject
FEATURE 583534 - Extract Decommission - Bernhard to Artemis

# data[].attributes.body
Listed as "Not Committed" in this PI. Confirmed with Legends that we can stop the jobs in the IP sprint.

# data[].attributes.body
Commitment was 1-2 weeks and the CAQH team has planned accordingly. Need to understand why the 1-2 week timeline cannot be met as this is now a risk to the committed dates with CAQH. Tanner to set up a meeting to discuss mitigation.

# data[].attributes.body
I noticed this feature wasn't in Guardians area path. Is it possible to pick up and plan?

610065 - MD Anderson CCM Lab File

# data[].attributes.body
Would like to follow up on these features that did not make solutions delivery plan to understand why:

572738 - Data Integration: Facets Claims as a Whole

505494 - Milliman Upgrade - Version 2024 Release (Or Latest Version)

574142 - Data Integration: Create new Claim Category "Addl Ben Other Fees" and update existing claims

315160 - Group Reporting: Place of Service - Add Telehealth

# data[].attributes.body
Would like to review how team is applying new slicing method as there seems to be confusion.

# data[].attributes.body
Add Feature 605882: Blue Model - RoX (ROH, ROER, ROHCC) -- Innovation - Data Science will begin the work to restructure the ML model framework in 25.2. Therefore, the innovation work for Trailblazers is expected to start some time in 25.2 as well.

# data[].attributes.body
Avalanche is currently working on feature for DxCG permanency and is planned to end in 25.2.2. If there is refresh needed for code updates they need to coordinate with Avalanche on their timeline to production.

# data[].attributes.body
Add Feature 614987: Blue Model - RoX (ROH, ROER, ROHCC) -- Data Prep - Data Science will begin the work to restructure the ML model framework in 25.2. Therefore, the data prep work for Platform Admin is expected to start some time in 25.2 as well.