# data[].attributes.body
Shared ESA information with SLYE and requested  classroom elevation drawings.

# data[].attributes.body
Action item: Create requisition
POC: RP 11/5
Budget: HPB addition
Next Steps:
Requisitin completed 11.5
Schedule install and training
Goal to have CAE equipment installed in HPB patient assessment rooms  and faculty training conducted  before 1/13/19

# data[].attributes.body
11..8 Ordered/received dual monitor mount for HPB addition pilot.
Delivered to HPB for installation in 268 for faculty evaluation.

# data[].attributes.body
AB requested quotes for conference room AV upgrades
11.8 Contacted Prosmart.
CTSI provided audio quote for BYRD (attached)

# data[].attributes.attachment_link.title
S.U. HPB  1 Room Audio Upgrade Proposal 1-29-18

# data[].attributes.body
POC: Ben
Ticket: 37874
Budget:
Next steps: Waiting for physical plant to install ground line with ring wire connector

# data[].attributes.body
Update event support library.
POC: VAL

# data[].attributes.body
Update and disconnect ATVs
Update IP address sheet.

# data[].attributes.body
11.8 Summer installation of 60" monitors and ATVs in new 3rd floor study rooms

# data[].attributes.body
HPB 255, 118, HLS 146, 305,
POC: RP
Budget: ACT
Next steps: 11/9 Troy to be at SU all day to address various outstanding issues.

# data[].attributes.body
Action Item: Request wiring from  first floor IC closet to desired location.
POC: Sabrina
Budget: SPL facilities / Aux Services
Jackie Hott to respond about vendor selection and AUX Services budget. 11.7

# data[].attributes.body
11.7. Karen Abraham requested a similar setup to SPL 238 in 3rd floor conference room.
Next Steps: SH to provide room dimensions. RP to get pricing in SX 20
11.8 Provided Karen pricing

# data[].attributes.body
Action item: Config & Install Apple TVs in conference rooms. Configure and install PTZ camera in classroom to replace existing.
POC: Win
Budget: ACT, equipment should arrive 11/6
11.7 Equipment received