# data[].attributes.body
old business vs new business

# data[].attributes.body
past and future

# data[].attributes.body
Previous to do list:

1. Meet with Mia at 4:30, 9/18/24

2. Project Management Plan: DUE 9/25/24

1. meeting on Tuesday as a team

3. Individual: Feasibility Study Report DRAFTS! is due 9/25

1. Final versions due on Moodle by Friday Oct 4.

Progress:

1. complete

2. complete

1. complete

3. complete

1. group check in: how are we all doing with the final version?

# data[].attributes.body
change in scope: Focus on just two regions: piedmont and coastal/ (might adapt for MJs new project pitch)

reframing our narrative: highlight rather than shame - molly do you care to speak on this in the context of your project?

MJ's New Project Proposal

impacts of natural disasters on these communities

# data[].attributes.body
Timeline:

Project Schedule:

September 25-November 6

Data collection

Sketch proposals for Mia

Add information to website

Sept 25

Make project management plan with team

Check in meeting with professors

Oct 2nd

Scrum meeting with professors

Ryan and Jackson: Share projected data types with Skyler for sketches

Community interactions: have script for interview dones

Culture and sustainability: Have reached out to many organizations/businesses

Oct. 4th

PFS Final Draft due!

Oct. 9th

Check in meeting with professors

Community interactions: sent emails and set up times to meet with gov officials/organizations

Culture and sustainability: have been in communication with some organization/buisneses and have a start to our media side

Oct 16th

Scrum meeting with professors

Ryan and Jackson: Data Collection finished to begin working on synthesis

Community interactions: have two interviews done

Culture and sustainability: Have a solid draft of what our final “report” looks like and continue to establish new lines of communication

Oct 23rd

Check in meeting with professors

Community interactions: keep interviewing

Data collection draft due (sketch and copy)

Culture and sustainability: connect our resources together and draw conclusions

Oct 30th

Scrum meeting with professors

Community interactions: draft of sketched proposal for Mia

Professional expertise reports due

Adaptive management of project management plan due

Culture and sustainability: discuss with connects about conclusions

November 6th

Complete Data collection

Check in meeting with professors

Community interactions: proposal sketched proposals

November 13th

Scrum meeting with professors

November 20th

Final Practice Project Presentation Due

December 4th

Final project presentations

December 12th

Project final report

# data[].attributes.body
project management

thoughts, feelings, takeaways?

feasibility report: draft

any question we still have as we look into the final draft that is due on Friday?

# data[].attributes.body
FINAL: feasibility report 10/04

Reschedule our meeting with Mia?

PDL/ any individual tasks that support your project timeline

any lingering thoughts and updates people have for any upcoming assignment, project timeline date, general check in

# data[].attributes.body
Please add notes in the associated columns throughout the meeting in purple

# data[].attributes.body
MJ is residing from her duties as SCRUM Master

who's next?!

# data[].attributes.body
Reassign Roles

# data[].attributes.body
RYAN