# data[].attributes.body
Firechief:  Arun

Need: Demo video of Permissions integration : Vincent will do this. - maybe

Mica to start dependency list/release planning list for ONE UI.

deploy process: deployt jetdev3, check top apps, regression tests, then deploy intdev102.
top apps to be concerned with: publish, scaling inventory, analytics, permissions, fan builder.

Announcements:
BWW tomorrow.
- get redesign tm one into intdev102 by end of day today.
---- publish app required a rollback as it broke their deployment pipeline.
---- Arun to get Mike access to some apps to allow for testing.
- jonathan or borna to make announcement to integrators channel.

Goals:
Redesign (POC & Components) :
- Get Slice 1 into integration by Monday
- Finish Feedback Modal
- Prepare redesign integration guide 50% need more info and icons are remaining.
- Gadget xml update to include contextual nav elements or properties

Rearch:
-  Continue on dockerization of jwt validation

Blockers:
- Waiting on any copy changes for FTUE - waiting on Erin hopefully today Wed.
-----Thurs: still working on it. they will provide it by tues

Risks:

# data[].attributes.body
Goals:
1. Integrate Gadget XML changes to re-designed platform.
2. Setup CI/CD for "rearch-fe-poc" project; separates the re-design CSS/JS files from WRO optimized files.
Blockers:
Risk:

Mon Mar 06
Today:   Continue integrate Gadget XML changes to re-designed platform.

Tues Mar 07
Yesterday:  Verified Gadget XML changes and integrated with current platform version;
Today:
1. Integrate `dev-main` front-end changes with the re-design branch.
2. Taking PTO later half of the day

Wed Mar 08
Yesterday:  Finished integrated "gadget.xml" changes to the re-designed platform.
Today:  Continue CI/CD setup for "rearch-fe-poc" project.

Thus Mar 09
Yesterday: Switched gears -- wire-up re-design Feedback button.
Today:  Continue work with Feedback button. Then, continue CI/CD setup for "rearch-fe-poc" project. (not starting moving terraformer configs., that will be todays focus)

Fri Mar 10 (Goal complete) :)
Yesterday:   Integrated Feedback button
Today:   Continue CI/CD setup for "rearch-fe-poc" project

# data[].attributes.body
Goals: 5.10.0.6 release, AWS NGINX for websockets to pre-prod and prod in Terraformer.
Blockers:
Risk:

Mon Mar 06
Today:   5.10.0.6 has been baking in integration over the weekend, build looks stable so far but will continue testing and prepping for release. look into rigor session ended issue.

Tues Mar 07
Yesterday:  test 5.10.0.6, start delving into aws nginx for websockets
Today: test/verify 5.10.0.6 until we release to prod, work with arun on aws nginx for websockets

Wed Mar 08
Yesterday:  copied intdev102 aws nginx configs for jetqa2 environment
Today:  work on aws nginx for websockets for prod/preprod

Thuis Mar 09
Yesterday: worked on aws nginx, helped mike get redesign into intdev102
Today:   PTO

Fri Mar 10 (Goal complete -ish) hope to be done eod
Yesterday:   PTO
Today:  continue work on aws nginx, help with intdev102 issues

# data[].attributes.body
HuhGoals: Get Feedback Modal out to app teams
Blockers:
Risk:

Mon Mar 06
Today:   Review the Feedback Modal and integration guide steps. Make any necessary updates

Tues Mar 07
Yesterday:  Refactored Feedback Modal in vanilla JS. No review yesterday.
Today:  Finish refactor. Review Modal today.

Wed Mar 08
Yesterday:  Vanilla JS refactor completed. Integration steps page added to Core Docs reviewed by BB & JJ.
Today:  Identify and begin updating Core Docs to reflect new changes from Rearch/Redesign. Add to docs: icons, and whatever comes out of grooming today from the docs refresh

Thus Mar 09
Yesterday: Started updated Core Docs
Today:  Continue Core Docs updates. anticipate being done this week

Fri Mar 10 (Goal complete) Yes :)
Yesterday:   reviewed Core docs with JJ. Started Gadgets Dev features audit Google Doc. Reached out to Stan & Vince for input.
Today:  Start One UI icons page. Continue Core Docs updates. Icons top priority.

# data[].attributes.body
Goals: XML Schema integration with UI; Support EB if needed. Session on TM ONE having issues when there are 2 tabs open. (work with daniel)
Blockers:
Risk:  EventBase - waiting for them to be ready for our integration so we are unclear if they need support or any additional work.

Mon Mar 06
Today:   Integrating the new context nav schema with UI;

Tues Mar 07
Yesterday:  Schema changes- integration with UI is complete.
Today:  Debug session issue;

Wed Mar 08
Yesterday:  Began investigating the session issue; Supported Wayne Sin with using makerequest (offloaded to Vince); Helped Dan setup qa websockets proxy on aws.
Today:   Continue investigating multiple tabs sessions issue. able to repro, narrowing down source.

Thuis Mar 09
Yesterday: Worked with Vince to identify the source of session expiry issue.
Today: Work with Stan in setting up gitlabci, terraformer for tmone-security project

Fri Mar 10 (Goal complete?)  Yes :)  :(
Yesterday:   Migrating nginx proxy to aws.
Today:  AWS migration for nginx proxy

# data[].attributes.body
Goals: Portal-2504 (forward request headers on upload).  continue on dockerization of jwt validation
Blockers:
Risk:

Mon Mar 06
Today:   PORTAL-2504

Tues Mar 07  working with Sidi to local test PORTAL-2504, found some minor issue but no blocker
Yesterday:  PORTAL-2504

Wed Mar 08
Yesterday:  pushed PORTAL-2504 fix to jetdev2, tested with Sidi. Fix works.
Today:  switch back to dockerization of jwt validation.

Thui Mar 09
Yesterday: got a basic springboot app running in docker
Today:   work with arun on gitlab ci, terraformer

Fri Mar 10 (Goal complete.) :(
Yesterday:   gitlaci, created basic yaml file based on igs, failed, so working with eric. rec moved away from docker's din, move to maven build natively.
Today:   work on the maven build as above.

# data[].attributes.body
Goals:
1. QA deployment of portal re-design (fix tests on tm360-lib).
2. Feedback modal display / hide button based on pubsub.
3. SVG icon per ID / finish mapping of icons to apps.

Blockers:
1: Running tests on local build (no longer blocked)
3: Need additional icons / prod app names to map. - JJ got these from Doris, we need to run them by Casey.
Risk:

Mon Mar 06
Today:  Fix tests in tm360-lib repo to accommodate new UI changes in Portal. Deploy to intdev102 without breaking tests.

Tues Mar 07
Yesterday:  Worked on fixing the tests in tm360-lib
Today: Finished integration tests. Working on unit tests. Will do a merge request when tests are running successfully

Wed Mar 08
Yesterday:
1. finished revisions to tm360-lib Unit tests
2. created Merge Request for tm360-lib for Renaud to go over
Today:
1. Go over Renauds code review notes for tm360-lib
a. let them know we will be releasing today.
b. daniel to help with a deploy/release
2. Deploy tm360-lib and client portal redesign to intdev102.
3. Integrate gadget.xml changes to re-design repo

Thus Mar 09
Yesterday: Deployed to intdev102
Today:   Fix topbar subnav issue in intdev102 - basically fixing the build.

Fri Mar 10 (Goal complete) :)
Yesterday:   Fixed Topbar Subnav issue, deployed to jetdev3
Today:  Complete Feedback Modal Button Functionality, Stabilize Jetdev3 (pubsub TopNav Load)