# data[].attributes.body
-Make check list for Migration.

# data[].attributes.body
Initiated the knowledge sharing of DTCC (OmniSERV)

# data[].attributes.body
-Monthly report was required suddenly before PROD date installation.
-Lot of documents that QA must prepare.

# data[].attributes.body
This wasn't in plan so we need to do extra work due to many solution options.

# data[].attributes.body
Finally, we got the final design of XMIT2

# data[].attributes.body
-KC provided the head up(meeting notes, high-level requirements) so we can continue the research the business and technical requirement smoothly.

# data[].attributes.body
**GOOD**
-Maii helped review the programs.
-P'Golf,P'Ohn, and P'Ya have a great performance on this project.

**BAD**
-Changed logic to get fund code.

# data[].attributes.body
**GOOD**
-Maii put a lot of effort on 5.22 migration.

**BAD**
-Did't have enough time for preparing the modules for MFB migration.
- Found bug in MFB ;copbook length.
-Got system bind failed when migrate the modules to production.
- Table HD2 didn't migrate to MFB.

# data[].attributes.body
-Thank you P'Net about PDP
-Thanks to P'Golf and P'Maii f teaching support work.
-Thank P'Net,P'Golf,P'Su and P'Non for help solving the system bind failed issue.
-P'Mai 's document on helping QA to make monthly report and recap about QIO to answer the question.
-SQL from N'Mean help life more easier for QA

# data[].attributes.body
**GOOD**
-Group 1A is on production successfully.
-Group1B has a good progress and can be finished on time.

**Try**
-Make sure that Group 1B will be installed on time.
- Communicate with KC more effectively.