# data[].attributes.body
Fire chief:  Brian Borna / Mike

Announcements:

Goals: Tickets for 6.1 release; Hotfix for database row lock

Showcase artifacts:

Blockers:
Risks:

# data[].attributes.body
Goals: Ticket for 6.1

Blockers:
Risks:

Mon May 22
Last Week: One login integration
Today: open new ticket with ngs for acl access

Tues May 23
Yesterday:
Today: Sick

Wed May 24
Yesterday: sick day
Today: work on ACL access for One login integration

Thurs May 25
Yesterday: integration test with One login
Today: makerquest feature flag investigation

Fri May 26
Yesterday: investigated feature flag issue on intdev102
Today: portal-2540

# data[].attributes.body
Goals: PORTAL-2525 (to prod), Liquibase

Blockers:
Risks:

Mon May 22
Last Week:
Today: PORTAL-2525 - fix for db row lock

Tues May 23
Yesterday: Deployed and test 6.0.0.27 to ijash; configured liquibase script for new db creation;
Today: Add liquibase/schema update step to build pipeline

Wed May 24
Yesterday: Rolled out another fix for PORTAL-2525 based on feedback from dba.
Today: Estimate level of effort for adopting dynamodb, test PORTAL-2525 on ijash.

Thurs May 25
Yesterday: PORTAL-2525 deployment, test
Today: same..

Fri May 26
Yesterday: Fixed portal-2525 and deployed fix to ijash,
Today: Work with DBA, Dan and analytics in testing portal-2525

# data[].attributes.body
Goals: Continue with ONE Login integration

Blockers:
Risks:

Mon May 22
Last Week: Created simple error message service and started on regex validation for password.
Today: Expand on error service. Create independent validation for password regex requirements.

Tues May 23
Yesterday: Today: Out Sick

Wed May 24
Yesterday: Monday: Created independent validation for password regex requirements.
Today: Add email & password validation to forgot/create/standard

Thurs May 25
Yesterday:
Today:

Fri May 26
Yesterday:
Today:

# data[].attributes.body
Goals: PORTAL-2543, Fullscreen modal

Blockers:
Risks:

Mon May 8
Last Week:
Today: PORTAL-2543 (App Click Behavior)

Tues May 9
Yesterday: PORTAL-2543 (App Click Behavior)
Today: Finish PORTAL-2543

Wed May 10
Yesterday: Finish PORTAL-2543
Today:
1. Push PORTAL-2543 to intdev102 for QA (MR's Ready for Review)
2. Go back to working on Full Screen Modal (PORTAL-2537)

Thurs May 11
Yesterday:
1. Prep and Push PORTAL-2543 to intdev102
2. Look Into PORTAL-2537
Today:
1. Figure out 'publish' Issue with 6.1.0.4 Release
2. Full Screen Modal (PORTAL-2537)

Fri May 12
Yesterday: PORTAL-2543
Today: PORTAL-2537

# data[].attributes.body
Goals: PORTAL-2544 Feedback / Slack integration

Blockers: Network Firewall blocking hooks.slack.api (intdev102)
Risks:

Mon May 22
Last Week:
Feedback service
Today:
Verify DB changes to DEV; for Feedback/Slack
Deploy build with Feedback service to INTDEV102
Update Core-Docs

Tues May 23
Yesterday:
DB (DEV) changes verified
MR Opened; deployed build in jetdev2
Today:
MR update - clean-up and unit tests
Merge branch and deploy latest to INTDEV102
Update Core-docs

Wed May 24
Yesterday:
PORTAL-2544 Clean-up & Unit Tests
Feedback Feature Doc (opened Core-docs MR)
Deployed 6.1.0.3 to INTDEV102
Today:
Open ACL ticket to grant access to hooks.slack.api
Fix the firewall issue using proxy

Thurs May 25
Yesterday:
Fix the firewall issue with hooks.slack.api using squid proxy
Pushed latest core-docs; with Feedback feature document
Today:
Release latest build to intdev102 (includes proxy fix)

Fri May 26
Yesterday:
Got to release 6.1.0.5 build to intdev102 (confirmed proxy fix works)
Today:
Investigate Scaling issue with 6.1 builds

# data[].attributes.body
Goals: Portal-2525, bdd tests, zabbix

Blockers:
Risks:

Mon May 22
Last Week:
Today: Out sick

Tues May 23
Yesterday: out sick
Today: test build 6.0.0.27 in ijash, bdd tests (update some, setup tests for different markets)

Wed May 24
Yesterday: tested 6.0.0.27 in ijash, fixed some bdd tests
Today: test build 6.0.0.28 in ijash with arun/dba, bdd tests, research zabbix alerts configurations

Thurs May 25
Yesterday: PORTAL-2525 (Tested build 6.0.0.28), bdd tests, zabbix
Today: PORTAL-2525 (Test build 6.0.0.29), zabbix configs in prod

Fri May 26
Yesterday: imported updated zabbix xml (p99 stuff), got build 6.0.0.31 into ijash and tested, updated bdd tests, worked on some rigor stuff
Today: continue work on rigor, keep eye on zabbix alerts (see if p99 was done correctly), further testing of stability of 6.0.0.31