# data[].attributes.headline
1.1.3. Organization of the transportation of the transformers

# data[].attributes.subject
1.1.3. Organization of the transportation of the transformers

# data[].attributes.body
Project management
2 days

# data[].attributes.body
Calibrated new devices, technical handover

# data[].attributes.body
Finished basement work

# data[].attributes.headline
1.3.1 Delivery of the new transformers to the final area

# data[].attributes.subject
1.3.1 Delivery of the new transformers to the final area

# data[].attributes.body
Delivery 3rd party contractor - Producer

0,5 day

# data[].attributes.body
Project team

(only sunday)

# data[].attributes.body
Electrical 3rd party contractor

0,5 day

# data[].attributes.body
- Civil works 3rd party contractor
1 day

# data[].attributes.body
Electrical 3rd party contractor

2 day

# data[].attributes.body
- Electrical 3rd party contractor

1 day

# data[].attributes.body
- Civil works 3rd party contractor
2 days

# data[].attributes.body
Civil works 3rd party contractor

1day

# data[].attributes.headline
1.2.5. Concreating the transformator basement 

# data[].attributes.subject
1.2.5. Concreating the transformator basement 

# data[].attributes.body
- Civil works 3rd party contractor

1 day

# data[].attributes.body
Delivery 3rd party contractor
1 day

# data[].attributes.body
- Civil works 3rd party contractor

1 day

# data[].attributes.headline
1.3.4. Set the secondary connection of the transformers 

# data[].attributes.subject
1.3.4. Set the secondary connection of the transformers 

# data[].attributes.body
Electrical 3rd party contractor

2 day

# data[].attributes.body
- Civil works 3rd party contractor

1 day

# data[].attributes.body
Civil works 3rd party contractor

2 day

# data[].attributes.headline
1.3.3 Assemby of the transformers on the basements 

# data[].attributes.subject
1.3.3 Assemby of the transformers on the basements 

# data[].attributes.body
Electrical 3rd party contractor

2 days

# data[].attributes.body
- Civil works 3rd party contractor

2 days

# data[].attributes.body
Civil works 3rd party contractor

1 days

# data[].attributes.body
- Electrical 3rd party contractor
1 day

# data[].attributes.headline
1.3.2 placing the transformers on the basements  

# data[].attributes.subject
1.3.2 placing the transformers on the basements  

# data[].attributes.body
Electrical 3rd party contractor

0,5 day

# data[].attributes.body
Installaiton of new devices

# data[].attributes.body
Concreating, setting up the new device

# data[].attributes.body
MOL US - Transformers reconstruction

# data[].attributes.body
Demolition of old devices

# data[].attributes.body
Clear working site