# data[].attributes.body
Announcements:
Mica on PTO Tues and Thurs this week and WFH Friday - family drama

5.9.10 merged from 5.9.1: has all analytics encoding pwd stuff
6.0 reminds S3 release for now.

Redesign (POC & Components) :

Finalize POC

Adding global org switcher (can we add this to angular component? Jonathan and Borna to discuss)

Begin building Angular components

Feedback Modal

Sidebar

Top Navbar

Rearch:

Websockets/// dockerization -  get a basic unsecured version done.

Cloudfront integration for static assets for S3

Process:

Support flowchat that details - troubleshooting steps team can take before contacting us.

PMO/Product:

Inception Showcase planning

Knowledge sharing with Brian Ward

Scheduling next Developer Council

Blockers:
Risks:  Support role is bleeding into other engineering time. AWS unknowns with NGINX

# data[].attributes.body
Goals:   Priority, finalize poc with casey and then work on components available.
Blockers:
Risk:

Mon Feb 13:
Today:   PTO/Feel better.

Tues Feb 14
Yesterday:  Code cleanup. New repo.
Today: Continue code cleanup. Scope out how to build components. Meeting this afternoon to review building components.

Wed Feb 15
Yesterday:  Finished "add new functionality"
Today:  Begin working w vince on sidebar.  adding the above to the POC. <-- this will be the last part discussed for the top bar poc. need to meet with jonathan around other items.

Thurs Fri 16
Yesterday: Started working on Sidebar component.
Today:  Working on Sidebar component.

Fri Feb 17 (Goal complete? ) No - POC still finalizing - some components still being scoped out, org selector and pwd functionality. Product and UX still scoping. - Per JJ Pwd - should have that completed next week (mid to early), org selector still up in the air brian and casey - likely outcome will be keeping it in the search bar. sidebar, final, top bar, final. 2 new elements added: org selector and new pwd.
Yesterday:
Today:   Continuing to work on sidebar component. left bar to be complete mid next week.

# data[].attributes.body
Goals:  Components - Feedback,  and merge current css into One UI.
Blockers:
Risk:

Mon Feb 13:
Last week: Grid completion, begin ONE UI
Today:  Look at feedback modal to componentize

Tues Feb 14
Yesterday:  Started investigating componentizing feedback modal
Today: Meeting this afternoon on building angular components for redesign.

Wed Feb 15
Yesterday: Started feedback modal for One UI
Today: New One UI v1.2.0 (new version)  will include feedback modal, updated oc-page from redesign container.       :)

Thurs Fri 16
Yesterday: Repaired broken links/pages on Core Docs. Continued work integrating and refactoring One UI v1.2.0
Today:  Complete One UI v1.2.0

Fri Feb 17 (Goal complete? ) Yes.
Yesterday:   Released v1.2.0 - has new font paths consistent paths between core and portable css, new feedback modal, new container added for one ui core.
Today:   Add new features/faq to Core Docs

# data[].attributes.body
Goals:  Release 5.9.1. Get 6.0 into iJash
Blockers:
Risk:

Mon Feb 13:
Last week:  Gitlab CI familiarization
Today:  Continue with Gitlab CI

Tues Feb 14
Yesterday:  Tested the 6.0 build. Helped with migrating for filer work
Today: Docker images, fix rundeck restart job

Wed Feb 15
Yesterday: fixed rundeck jobs to allow specific boxes to be restarted, finally deployed 5.9.1.5 to prod
Today: want to revisit and clean/update bdd tests, continue working with gitlab ci, test 6.0 again, encoding issue with 5.9.1.5 in prod.   :)

Thurs Fri 16
Yesterday: Added ability for bdd tests to take screenshots on failures, deployed 5.9.10 to qa
Today:  redeploy 5.9.10 to include new property, continue cleaning up bdd tests, vagrant/docker/gitlab-ci

Fri Feb 17 (Goal complete? ) 5.9.1 was released, but there were subsequent releases. 6.0 cannot move into ijash.
Yesterday:   help debug 5.9.10, work a little more on bdd tests - get screenshot capability to take screen shot on failures. naming convention issue
Today:   helping debug 5.9.10.4, hopefully get it out to ijash by e.o.d.
trying to figure out why jetdev(2|3) environments arent pulling configs from config mgmt. Keep pushing 5.9.10 for Tues release

# data[].attributes.body
Goals:  Secure websockets
Blockers:
Risk:

Mon Feb 13:
Last week:  Websockets initialization, token research
Today:  Work with Arun on secure websockets round trip

Tues Feb 14
Yesterday:  Getting vagrent and docker running locally
Today: Continue to get vagrent and docker working locally

Wed Feb 15
Yesterday: Deploy JWT to intdev102 - validation happened. W/ VInce with an app/gadget issues. (support help - couple hours)
Today:  debugging android pwd issue on prod.  possibly we have no action, but he looking into it. work on sidebar backend code.

Thurs Fri 16
Yesterday: Working on / debugging encoding issues
Today:  Pushing fix to jetdev2

Fri Feb 17 (Goal complete? ) Yes. integrated jwt auth with nginx. nginx can get validated by portal.
Yesterday:   Test 5.9.10 release. added minor updates to encoding.
Today:   continue to 5.9.10 ijash testing waiting for priyanka to flip flag value to test.

# data[].attributes.body
Goals:  Create non-prod config for proxy; Integrate with Stan's auth token verification module; Integrate with EB
Blockers: None
Risk: AWS integration for nginx is not working as anticipated with CI

Mon Feb 13:
Last week:  a) Dockerization complete for AWS. b) Create nonprod configs

Today:  Integrate with Stan's auth;

Tues Feb 14
Yesterday:  Proxy deployed to non-prod
Today: Continuing integration with Stan's auth

Wed Feb 15
Yesterday:  CI half done. able to auth request but nginx not forwarding request to backend.
Today: Working with AWS for help to fix above. unexpected work.

Thurs Fri 16
Yesterday: Found work around for getting websockets work with auth_request without adding headers
Today:  Begin integration with websockets example and EB

Fri Feb 17 (Goal complete? )Yes.  Integrate with EB is the only part not complete.
Yesterday:   Worked with Vince on integrating the sample websockets gadget. Supported MB with squid proxy issue.
Today:   Work with Vince to fix cors issue.

# data[].attributes.body
Goals:  Fire Chief. Integrate S3 assets with Portal. Help create websockets gadget.
Blockers:
Risk:

Mon Feb 13:
Last week: S3 bucket, CI flow.
Today:  Integration with S3 assets

Tues Feb 14
Yesterday: Work on S3 asset integration with Portal; on-going.
Started websocket gadget with service/proxy/client; pending gadget.xml.
Today: Continue S3 asset integration.

Wed Feb 15
Yesterday: Worked on terraforming the websocket gadget. Support duties.
Today: Continue on websocket gadget; plan to have it up on nonprod-aws by EOD.    :)

Thurs Fri 16
Yesterday: Worked on websocket gadget. Issue deploying websocket service to tm-nonprod (aws); docker image not running.
Today: Continue on websocket gadget. Plan to work on S3 integration later today.

Fri Feb 17 (Goal complete? )  No. Had issues integrating the gadget to the SocketsProxy service.
Yesterday: Worked with Arun on integrating the sample websockets gadget with the SocketProxy service.
Today:   Continue working with Arun to fix the cors issue in the sample gadget. Still plan to work on S3 integration later today, if possible