# data[].attributes.body
Fire chief:  Mike

To Do:
- fix for app names (BDD tests)

Showcase artifacts:

Announcements:

Blockers:

Risks:

Goals:
- Prepare for Production release of TM ONE and Web Sockets Proxy
- bug fixes

Redesign (POC & Components) :

Re-arch:

# data[].attributes.body
Goals:  Help test and triage Redesign, support Feedback Modal, complete laptop update

Blockers:
Risks:

Mon Apr 3
Today:   Troubleshooting git and Portal build

Tues Apr 4
Yesterday: Fixed git issues. Figured out Support Center link issue; pdated Core Docs
Today: more Core Docs updates. continue triage and testing on desktop and tablet

Wed Apr 5
Yesterday:
Today: PTO

Thurs Apr 6
Yesterday:  PTO
Today:  Investigating subnav highlight issue

Fri Apr 7:   Goal Complete?
Yesterday: Fix for highlight issue
Today: push fix branch. continue testing

# data[].attributes.body
Goals:

Blockers:
Risks:

Mon Apr 3
Today:    continue testing redesign in ijash, update bdd tests. prep rigor test for redesign

Tues Apr 4
Yesterday: [EOD] issue getting 6.0.0.4 into jetqa2 to test and then move to ijash. trying to fix, improved performance for some methods in bdd tests, rigor test for redesign ui prepped
Today: fix 6.0.0.4 deployment issue to jetqa2, then get it into ijash

Wed Apr 5
Yesterday:   helped get 6.0.0.5 into intdev/ijash, fix some config issues, test build
Today: test test test current redesign build in ijash, create/update bdd tests as i test for new ui

Thurs Apr 6
Yesterday:  test redesign in ijash, updated bdd tests
Today:  create/update more bdd tests to more fully cover the new ui/xpaths, help troubleshoot/debug still existing issues with redesign

Fri Apr 7:   Goal Complete?
Yesterday: test redesign build in ijash, bdd tests
Today: prep for tm1 6.0 release on tuesday, bdd

# data[].attributes.body
Goals:  Help Prep / Release TM ONE redesign to PROD

Blockers:
Risks:

Mon Apr 3
Today:    Continue fixing BDD test and Get build with FTUE update out to  intdev102, ijash
* Get WebSockets demo out to ijash

Tues Apr 4
Yesterday:
Got WebSockets demo out to ijash
Today: Continue fixing BDD test and Get build with FTUE update out to  intdev102, ijash

Wed Apr 5
Yesterday:
Got BDD test fixes done for redesign - MR pending review
Today:
Fix Microflex FTUE button bug
Get build with FTUE out to intdev102, ijash
Assist preparing CDN assets to production

Thurs Apr 6
Yesterday:
Fix Microflex FTUE button bug
Fix Overlay on Offers issue
Get build with FTUE out to intdev102, ijash
Today:
Fix FTUX returning user on ijash.
Address issues raised.

Fri Apr 7:   Goal Complete?
Yesterday:
Fixed other Google Doc issues
Today:
Continue work on Google Doc issues
Assist getting build to ijash

# data[].attributes.body
Goals:  Prep / Release TMOne Redesign to Prod.

Blockers: Assigned On-call this week.

Risks:

Mon Apr 3
Today: IE9 / Browser Related CSS Modifications. Truncate fix.

Tues Apr 4
Yesterday: IE9 / Browser Related CSS Modifications. Truncate fix.
Today:
Merge and Release IE9 / Browser Related CSS Modifications. Truncate fix.
Tablet Browser QA
Google Doc

Wed Apr 5
Yesterday:   Released IE9 / Browser Related CSS Modifications /  Truncate fix to intdev102 & Ijash
Today:  Tablet Browser UX Issues / Google Doc Issues - Another intdev102 / ijash release

Thurs Apr 6
Yesterday:  Tablet Browser UX Issues / Google Doc Issues - Another intdev102 / ijash release
Today:
Continued Tablet Browser UX Issues & Other Google Doc Issues
Another intdev102 / ijash release

Fri Apr 7:   Goal Complete?
Yesterday: Google docs issues
Today: Google doc issues

# data[].attributes.body
Goals:  Complete 2.5 tickets to build pipeline PORTAL-2486, PORTAL-2484, PORTAL-2485; Have a fully functional tmone platform on aws.

Blockers:
Risks:

Mon Apr 3
Today:    Figure why the latest gadget build is not used by terraformer during deployment. Work on PORTAL-2526 ( removing "Component:" prefix from gadget xml"

Tues Apr 4
Yesterday: Completed PORTAL-2526
Today: Work on PORTAL-2527 - changes to ngx proxy for websockets support

Wed Apr 5
Yesterday:   fixed issues with terraformer configs for gadgets project.
Today: Deploy sockets proxy to prod; provide integration support.

Thurs Apr 6
Yesterday:  Supported Vincent Audy with integration, Migrating platform to aws.
Today:  Migrate platform app to aws.

Fri Apr 7:   Goal Complete? Yes (almost)
Yesterday: Deployed sockets pxy to prod; Both platform and gadget app are in aws.
Today: Fix a few issues with platform on aws; Begin working on db on aws.

# data[].attributes.body
Goals:

Blockers:
Risks:

Mon Apr 3
Today:    Meet with Josh; review open ID connect integration

Tues Apr 4
Yesterday:
Today: read up on PingFederate.

Wed Apr 5
Yesterday:   helped Stephane with his local gadget.  Helped Shweta with dockerizing her project. Setup local PingFederate with Josh's help
Today:  modify proxy config for Stephane so he can load his local gadget.  setup local tmone with PingFederate

Thurs Apr 6
Yesterday:  modified intdev102 proxy config, got OpenIdConnect branch of Portal running locally
Today:  modified tmone login page, wire up from tmone to PingFederate

Fri Apr 7:   Goal Complete?
Yesterday: added logic to redirect login to aws PingFederate
Today: continue on tmone -> PF -> ONE login