# data[].attributes.headline
MILESTONE 6: 9 MEUR Saving,DM supplier no. increase by 35%

# data[].attributes.subject
MILESTONE 6: 9 MEUR Saving,DM supplier no. increase by 35%

# data[].attributes.headline
MILESTONE 5: New Suppliers for 2022-2025

# data[].attributes.subject
MILESTONE 5: New Suppliers for 2022-2025

# data[].attributes.body
Resp: Legal dep. / Sourcing Team
duration: 10 working days

# data[].attributes.body
Resp: Project Manager, SCM, Sourcing, Petroszolg, IT
Duration: 7 working days

# data[].attributes.body
resp: contract and asset manager
duration: 130 working days

# data[].attributes.headline
1.3.1 Finalizing the team (access, roles, responsibilities)

# data[].attributes.subject
1.3.1 Finalizing the team (access, roles, responsibilities)

# data[].attributes.body
Resp: SCM, Sourcing, Petroszolg
Duration: 5 working days

# data[].attributes.body
Re: MOL Sourcing
Duration: 20 working days

# data[].attributes.body
Resp. BU
duration: 10 working days

# data[].attributes.headline
1.2.4. Implementing data according to feedbacks to the new tool

# data[].attributes.subject
1.2.4. Implementing data according to feedbacks to the new tool

# data[].attributes.body
Resp: Sourcing Team / IT
duration: 15 working days

# data[].attributes.headline
1.4.3 Feedback analysis and contract amend 

# data[].attributes.subject
1.4.3 Feedback analysis and contract amend 

# data[].attributes.body
Resp. Sourcing Lead Buyer
Duration: 30 working days

# data[].attributes.headline
1.5.1 Test cases creation WITH suppliers

# data[].attributes.subject
1.5.1 Test cases creation WITH suppliers

# data[].attributes.body
RE: MOL Sourcing Leadbuyer
Duration: 30 working days

# data[].attributes.body
Re. Mol Sourcing and IT
duration: 10 working days

# data[].attributes.body
Resp: Lead Buyer of the Sourcing Team
duration: 20 working days

# data[].attributes.body
Resp. Sourcing Team and BU
Duration: 60 working days

# data[].attributes.body
Resp: Sourcing Team Leadbuyer
Duration: 40 working days

# data[].attributes.body
Resp: Back office Lead
Duration: 5 working days

# data[].attributes.body
Resp: IT innovation lead (Melinda Menyhárt)
Duration: 130 working days

# data[].attributes.body
Resp: SCM Lead (Balázsné Vadász Viktória) / Back Office Lead  (Zsolt Bársony)
duration: 10 working days

# data[].attributes.body
Resp: contract and asset management expert (Zoltán Szántó)
Duration: 40 working days

# data[].attributes.headline
1.4 Negotiation Meetings with material and service suppliers 

# data[].attributes.subject
1.4 Negotiation Meetings with material and service suppliers 

# data[].attributes.headline
1.2 Risk analysis of the service/ new tool 

# data[].attributes.subject
1.2 Risk analysis of the service/ new tool 

# data[].attributes.headline
1.1 Data summarizing / development, IT consultancy 

# data[].attributes.subject
1.1 Data summarizing / development, IT consultancy 