# data[].attributes.body
forgetting to pull uux release list items into current Sprint, during last release planning, as part of business prep for the 3/16 deploy

# data[].attributes.body
Thank you so much for the weeks of planning, hours of preparation & collaboration, to make deploy day smooth & successful!!

Very grateful for you both!

# data[].attributes.body
couple items not properly labeled or tagged with the fix version, which the FI were asking us to fix, after our nice deploy.

IF this was the case, then needed more business engagement & FI, while tracking all of these items.

If these were flagged appropriately, we would have included them in our nice package.

Hard to be "fixing" things that we didn't properly capture in advance, after Friday fiasco + 8 hours on deploy day

# data[].attributes.body
successful, smooth upgrade on Saturday morning!!

# data[].attributes.body
thanks to Jason & Shreyas for helping & supporting!

# data[].attributes.body
It's been wonderful to work with you and we will see you around!

# data[].attributes.body
hours were spent prepping the business side of the team, to be able to support FI on deploy day . . . . . but this did not make any difference on deploy day. maybe that time should been spent with joint sessions with the FI, to help bridge the confidence gap

# data[].attributes.body
thank you Sharath for your support & checking in throughout the day & evening!

# data[].attributes.body
last big deploy with Ruben :''(

# data[].attributes.body
Implementation went smooth. We finished within the time we allocated for it.

# data[].attributes.body
Murray thank you for always supporting us, and helping out directly with the last few hours of deploy day!

# data[].attributes.body
Been fun working with everyone. Going miss this pod for sure.

# data[].attributes.body
Unclear if our changes on 3/16 caused the issue with the IR HeartBeat Support case. - Sean

# data[].attributes.body
As a team we thoroughly prepared for this upgrade. We worked together to not only ensure that the upgrade went smoothly, but to also do everything we could to make it a (mostly) positive experience for Synovus.

# data[].attributes.body
Thought this prolongs the release.

# data[].attributes.body
Excellent job pulling the Release together and driving the team to get baseline's, PosVal screen shots....etc - Sean

# data[].attributes.body
if budgets allow provide food for the team. Fed people can stay engaged.

# data[].attributes.body
I believe we prepared well, and in the best way we could with what we had to work with. In retrospective, joint sessions with the FI would have been helpful. I suggest that we discuss with Syn the possibility of having review/testing sessions with them for future upgrades, and work together to decide what that will look like and how it can best serve our needs.

# data[].attributes.body
Nick confirmed, but need more clarity on what's deployed to Production IR.

# data[].attributes.body
We need to talk to Synovus about insuring they have coverage on the tickets that we are changing 1st, then general smoke testing

# data[].attributes.body
Talk to Synovus on prioritizing Money Movement Post Val cases/ticket 1st, then General Smoke Tesiting

# data[].attributes.body
Can we expense dinner/lunch on deployment days/evenings