# data[].attributes.body
Fire chief:  Vincent

To Do:
Showcase artifacts: video from mike

Announcements:
TM ONE Redesign bumped to Apr. 6
Win10 update: 1.5 hour imaging time. Backup NOW

Blockers:
- FTUE: Existing User - What's New design & copy

Risks:

Goals:

Redesign (POC & Components) :
- App icons: s3 cross-domain issue
- FTUE: new user
- FTUE: existing user - what's new
- Topbar Toggle: Microflex

Rearch:

- Security review of web sockets support

# data[].attributes.body
Goals: Assist team-by-team with Feedback modal
Blockers:
Risk:

Mon Mar 20 ★
Today:  Push supporting Redesign updates to Core Docs

Tues Mar 21 ★
Yesterday: Core Docs updated; audit spreadsheet shared
Today: Remove icon uploader functionality from App Manager

Wed Mar 22 ★
Yesterday:  Icon uploader removed from App Manager; needs code review
Today:  Update POC Sidebar CSS per UX

Thus Mar 23 ★
Yesterday: App Manager updates pushed. Updates to Core > Context Nav page. Reviewed and started Sidebar changes with Meghan.
Today: Continue Sidebar updates

Fri Mar 22 ★
Goal complete? No
Yesterday:  Continue Sidebar updates
Today:  Got new Sidebar working cross-browser

# data[].attributes.body
Goals: Security review of web sockets support. Deploy web sockets to prod
Blockers:
Risk:

Mon Mar 20
Today:   PTO

Tues Mar 21
Yesterday: PTO
Today: PTO

Wed Mar 22 ★
Yesterday:  PTO
Today:  Pull separated tmone proxy git projects, re-push/commit the config changes i had made. help vincent with netscaler stuff, work with arun on build pipeline for tmone proxy.

Thus Mar 23 ★
Yesterday: fixed vip for intdev102, finished terraformer update/move from old project to new git project/repo, gitlab-ci intro
Today:  aws login wasn't working yesterday so will continue aws proxy/socketspxy work today, update runbook with some netscaler commands

Fri Mar 22 ★
Goal complete? No, was out sick
Yesterday:  updated runbook, switched over to intellij
Today:  websockets security review, websockets sequence diagram

# data[].attributes.body
Goals: Dockerize and deploy TM One Core apps to AWS
Blockers:
Risk:  Database, logging

Mon Mar 20 ★
Today:   Dockerize gadget. Working on library issues.

Tues Mar 21★
Yesterday: Extended websockets proxy build pipeline to preprod and prod. Submitted certificate requests.
Today: Wait for certs. Deploy and test websockets proxy to prod.

Wed Mar 22 ★
Yesterday:  Dockerize tmone gadget app; Deploy websockets proxy to preprod.
Today:  Dockerize+jana config+terraform tmone gadget app;

Thus Mar 23 ★
Yesterday: Terraform gadget app, template database configs
Today:   Terraform gadget app

Fri Mar 22
Goal complete? Yes, except for deployment and adding to terraform.
Yesterday:  Deployed websockets to prod. Ran into network issues. Eric is looking into the issue; Building terraform for gadget app. Remaining: Just deploy. Pull terraform into pipeline.
Today:  Terraform gadget

# data[].attributes.body
Goals:
1. S3 SVG Icon Crossdomain Issue - work with Arun for proxy y
2. Topbar Modifications (for International - Microflex users) y
3. QA Release n
4. Incoming Client App Redesign Bug Fixes

Blockers:

Risk:

Mon Mar 20 ★
Today:   Fix S3 Crossdomain issue with SVG icons / release PORTAL-2509 to jetdev3

Tues Mar 21 ★
Yesterday:
1. Merged PORTAL-2509 (Icons)
2. Started PORTAL-2513 (Topbar Modifications for Microflex)

Today:
Finish PORTAL-2513

Wed Mar 22 ★
Yesterday:  Finished PORTAL-2513 (Topbar Mods for Microflex)
Today:  Releasing to jetdev3. Starting on Meghan's QA notes

Thus Mar 23 ★
Yesterday:  Releasing Current Redesign to jetdev3 - Bugfixes
Today: Finish release to jetdev3.  Go thru testing before intdev02 release

Fri Mar 22 ★
Goal complete? Yes, except for QA release.
Yesterday:  Pushed latest redesign to Intdev102
Today:
1. Prep Assets for QA S3 Release / Jetqa Release
2. Meghans UI Notes
3. JS Scrollbar for Sidebar (non-webkit browsers)

# data[].attributes.body
Goals: FTUE. Help with svg cross-domain issue
Blockers: FTUE: Existing (assets & new design still pending)
Risk:

Mon Mar 20 ★
Today:   Get nginx proxy-rule for AWS CDN in.

Tues Mar 21 ★
Yesterday:
Made nginx proxy-rule for AWS CDN; started testing.
Today:
Adjust platform references to CDN, so it uses proxy rule.
Get started on FTUE (1st half).

Wed Mar 22 ★
Yesterday:
Got proxy rule for CDN merged. In effect on jetdev3.
Started on FTUE (1st half).
Today:
Fix CDN endpoint properties to support local development.
Finish FTUE (1st half) and have it reviewed.
Start on FTUE (2nd half).

Thus Mar 23 ★
Yesterday:
Fixed Platform properties and references for local development.
Worked on FTUE updates and clean-up.
Today:
Get FTUE "Welcome" view reviewed.
Start on prep work for FTUE "What's new" gadget.

Fri Mar 22 ★
Goal complete? Cross domain done, but intdev102 does not have access to CDN. Stop gap in place pointing to local svg assets.  FTUE - waiting for updates.
Yesterday:
Fixed FTUE "Welcome" view

Today:
Got started on prep work for FTUE.

# data[].attributes.body
Goals: TM ONE Security.
Blockers:
Risk:

Mon Mar 20
Today:   PTO

Tues Mar 21 ★
Yesterday: PTO
Today: working with eric on terraform

Wed Mar 22
Yesterday:  Worked with Eric on terraform
Today:  Continuing work with Eric on terraform

Thus Mar 23
Yesterday: worked on getting app to run in AWS
Today:  working on getting app to run in AWS

Fri Mar 22 ★
Goal complete? No.
Yesterday:  worked on getting app running aws, got config errors
Today:  got permission error, will work on fix