# data[].attributes.body
Redesign (POC) :

getting POC completed and tested by UX

UX and Nadal and Anama to meet to review POC and Grid.

Sign off from UX from Casey

Rearch:

Websockets/// dockerization

S3 - release mgmt process for buckets. g

Process

Client portal AWS build pipeline

Blockers: Cannot use the current CI process  - need to have an adhock process. Eric wants Vince to write a script.  No process for static assests in S3. We cannot use terraform because we can't have indexing. Gitlab does not have write access for AWS CLI. Borna will have to work with AWS to resolve.
Risks: Above - AWS limitations.

# data[].attributes.body
Goals: POC Complete, top bar and changes to side bar. and get approval. Client portal AWS build pipeline
Blockers:
Risk:

Mon Feb 7:
Last week:
Today:  Top nav and casey's css revisions.

Tues Feb 8
Yesterday:  Finished top bar poc functionality, waiting for Casey. Waiting on active state for drop down.
Today: styling feedback modal.

Wed Feb 9
Yesterday:  feedback modal done, met with casey to coordinate brreak points.
Today: meet with casey to get ux sign off and doing cleanup around code syling, js functionality.

Thurs Fri 10
Yesterday: styling changes with casey.
Today:  more of the same, cleaning up and considering component-izing things.

Fri Feb 11 (Goal complete? Yes-ish.)
Yesterday:   mostly complete. waiting on a merge/code review from team. Nadal will do this.
Today:   Work on getting this into the TM360 group repo.  and work on component-izing the portal.

# data[].attributes.body
Goals:  Grid completed
Blockers:
Risk:

Mon Feb 7:
Last week:

Today:  Grid, one ui button bug

Tues Feb 8
Yesterday:  finished grid, waiting for casey.
Today:  finishing up the grid. One UI button -  pixel work. wants help with docker to build One UI

Wed Feb 9
Yesterday:  done yesterday's tasks. simplified grid breakpoints \
Today: ONE UI -ify the grid.

Thurs Fri 10
Yesterday:    One-UI-ify ing .
Today:    Still One-UI-ify ing, working on getting it label as a container

Fri Feb 11 (Goal complete?)
Yesterday:   Grid is basically complete. 2 parts: container and grid. grid needs to be approved before its merged into ONE Ui. Container is ready.
Today:  ONE UI ticket.

# data[].attributes.body
Goals:  Testing iJASH version of Analytics forgot password. and ready for release for tomorrow or wed.
Blockers:
Risk:

Mon Feb 7:
Last week:  Testing, working with arun to set up configs for other cert ticket regarding the other domain to ijash. this is required for the release.

Today:

Tues Feb 8
Yesterday:  pushed build to ijash - looks good. but there are some issuew with forgot password.
Today: work with analytics on forgot password, get new servers added to load balancer. docker w vagrant running on machine.

Wed Feb 9
Yesterday:  update email templates testing for 5.9.1 build. vagrant is up
Today: docker image running correctly. and get 5.9.1 to ijash.

Thurs Fri 10
Yesterday: 5.9.1 was in. analytics issue debugging.
Today:  working with analytics on bugs, ticket #2501 - decomission boxes. notify simon that we have disabled nginx. smoke test 6.0 build in QA. More time on docker, if possible..

Fri Feb 11 (Goal complete? Yes. )
Yesterday:   got docker running and got nginx access. aws troubleshooting.
Today:  git lab ci familiarization.

# data[].attributes.body
Goals: Hashing out ideas with arun on the rearch auth with igs. analytics password integration support. Websockets. getting base implemented into intdev 102 so event base can test.
Blockers:
Risk:

Mon Feb 7:
Last week:

Today:

Tues Feb 8
Yesterday:   super secret stuff
Today:  tm core security,  new feature support for android.

Wed Feb 9
Yesterday:  help analytics on ijash test. android emulator is working but real device is unable to access ijash.
Today: adding more security to a cookie.

Thurs Fri 10
Yesterday: Finished and checked in cookie - mmmm cookies
Today:  re-arch auth - JWT token - using spring boot to build micro service for the secure "kernel" we are building - web sockets.

Fri Feb 11 (Goal complete? Not yet, may not complete web sockets part this week)
Yesterday:   Rearch websockets
Today:  research on token validation. Have to work with Borna on finding a solution.

# data[].attributes.body
Goals:  Websockets. getting base implemented into intdev 102 so event base can test. /// getting dockerization  completed for AWS
Blockers:
Risk: AWS gateway proxy does not support sockets.

Mon Feb 7:
Last week:

Today:  Finish old tasks (adding key store to start up script) get started on websockets today.

Tues Feb 8
Yesterday:  configs for start up scripts to accept self signed certificates to unblock identity.
Today: TM ONE proxy dockerization

Wed Feb 9
Yesterday:    NGX proxies set up. Support for tm one related to AWS.
Today:  NGX proxies set up.

Thurs Fri 10
Yesterday: Initial docker set up complete.
Today:

Fri Feb 11 (Goal complete? Yes.)
Yesterday:   had it set up yesterday and was working with eric setting up terraform.
Today:  terraformer - set it up for ngixnx proxy

# data[].attributes.body
Goals:  Finish s3 bucket , CI/CD flow
Blockers: Cannot use the current CI process  - need to have an adhock process. Eric wants Vince to write a script.  No process for static assests in S3. We cannot use terraform because we can have indexing.
Risk:

Mon Feb 7:
Last week:

Today:  working on script for static assets to deploy

Tues Feb 8
Yesterday:  static deploy scrpt completed. refactored terraform configs completed.
Today:  set up gitlab CI with all the changes.

Wed Feb 9
Yesterday:  blocked
Today:  AWS blocker.

Thurs Fri 10
Yesterday: AWS blockerwork around  and worked with arun around cert nginx work.
Today:  finalizing ci for the bucket.

Fri Feb 11 (Goal complete? yes)
Yesterday:   finished mgmt process for CD
Today:  documenting and integrating the portal assets with the mgmt process.