# data[].attributes.body
Announcements:
Meeting at noon today.

Main focus for the week:

Archtics DSN Mapping

Mobile Login

Ping AWS Deployment, Adapters, POC Readiness

Platinum Search Design

Define contracts for Entitlements team - meeting to be set up by  Ward, meeting occurred, contracts not quite final but getting close

Update Mixpanel data ---- ADDED 2/22

UX: Unified Login Design Demo

Wire demo due to short week.

Needs:
* showcase: video of build pipeline. video mobile login, dsn video

Ping, ForgeRock demonstration of identifier first pattern implementation    - Ward  - Ping demoed, ForgeRock scheduled for next week in Hollywood

Timing & Method for Deployment of One Login

Coordinate the release

Mica to coordinate

Schedule for release on hold pending POC go forward strategy decision end of next week

Questions:

Blockers:

TM ONE integration with One Login

Risks:

Archtics team still shifting in direction

Affects our regular work - low risk this week

# data[].attributes.body
Goals:

Ping AWS Deployment

TM ONE to fix encoding issue to be released on 2/21

Blockers:
Risk:

Mon Feb 20
Today:   Presidents Day

Tues Feb 21
Yesterday:  PTO
Today:  TM ONE encoding bug fix.  Footer release, look into change password bug.

Wed Feb 22
Yesterday:  No footer release. Bug - Account ticker user issue was fixed. Data persistence issue which resulted in timeout. FIxed. Pushed footer bug fix to ijash . Follow up with Borna after the TM ONE standup.
Today:  Footer rleease if cleared. Added Ping to build pipeline, will try to deploy to sandbox.

Thurs Feb 23
Yesterday: Email fix released to production. build pipeline for ping. gitlab cli, do not need jenkins or config updates. faster. deployed on a sandbox, issue with configs. forgot password testing for android. ios forgot password link was tested in itunes. They signed off based on our testing methodologies.
Today:   Work on deployment issues and then get it demo-able state

Fri Feb 24 (Goal complete? Yes)
Yesterday:   deployment issues fixed. agentless
get implementation or ping to make call to identity provider. documentation for dockerizing forge rock.
Today:  working on getting ping to call one log in to show log in screen.

# data[].attributes.body
Goals:  Mobile log in presenttation for one log in
Blockers:
Risk:

Mon Feb 20
Today:   Presidents Day

Tues Feb 21
Yesterday:  PTO
Today:  putting the one log in together, css.

Wed Feb 22
Yesterday:  Media queries working, now have to set up css for rest of pages.
Today:  the above. anticipate being done today.

Thurs Feb 23
Yesterday: Mobile/global presentation is ready to go. cramming everything into a mobile screen, nothing else since it will be redesigned.
Today:  will work on a demo and then work on mixpanel for one log in.

Fri Feb 24 (Goal complete? Yes)
Yesterday:   Debugging prod issue - some orgs could not create users.
Today:  Mixpanel for one log in.

# data[].attributes.body
Goals:  ARCHTICS DSN up and working on the front end.
Blockers:
Risk:

Mon Feb 20
Today:   Presidents Day

Tues Feb 21
Yesterday:  PTO
Today: Start testring /fixing integration

Wed Feb 22
Yesterday:  integrate archtics DSN search and add to domain. came across issue with get artist DSN for domain - working with Pierre on this issue.
Today:  Fix: issue with get artist DSN for domain Work on assign & remove DSN to user

Thurs Feb 23
Yesterday:  Arcadia set up in intqa102 - to accept opcode. assignment issues were resolved
Today:  integration for archtics dsn assignment. (user assignment and revoke is left, can push to intdev102 today or tomorrow)

Fri Feb 24 (Goal complete? End of day today.)
Yesterday:   debugging prod issue. integration of assign archtics dsn to use.
Today:  removing assignment will be today's focus.

# data[].attributes.body
Goals:  Archtics DNS back  and front working
Blockers:
Risk:

Mon Feb 20
Today:   Presidents Day

Tues Feb 21
Yesterday:  PTO
Today:  testing mappings - unit testing search, write audit portion of archtics dsn.

Wed Feb 22
Yesterday:  Completed unit testing.
Today: on going unit testing. will begin audit today. work with amol and get a deployment out.

Thurs Feb 23
Yesterday:  sneeezed. implemented audit and worked with amol to make sure he was calling the right functionality.
Today:  has to test audit, once that is done, move to intdev102 - by today?

Fri Feb 24 (Goal complete? possibly?)
Yesterday:   was deployed, amol tested, discovered an issue and it was fixed and redeploying another fix.
Today:  amol will be testing today.

# data[].attributes.body
Goals:  Updating scheduler for sync segment.
Blockers:
Risk:

Mon Feb 20
Today:   Presidents Day

Tues Feb 21
Yesterday:  PTO
Today:  Use string from salesforce. Mixpanel document reading.  script for mixpanel

Wed Feb 22
Yesterday:   document reading completed, mixpanel php (to fix)
Today: Script for mixpanel needs to be completed, waiting on access from Brian to complete this.  check conf page for the token.

Thurs Feb 23
Yesterday: script is complete, but profiles are not available in mixpanel.
Today:  testing and fixing the  mixpanel update script today.

Fri Feb 24 (Goal complete? Yes)
Yesterday:   debugging the prod issue. verify script below. new api to remove need to hardcode segments in PUI.
Today:  create scripts to delete the duplicate orgs that was creating issues with creating orgs in prod. bug came up on 21st. end to end on the above script.