# data[].attributes.body
The CMAR process was chosen for Louisiana but which is unlikely to be chosen in other jurisdictions. It is a contract vehicle which is unsuited to the target work.

# data[].attributes.body
The Contractors failed to read the contract until after it had been signed. A bullet point of high points should be provided to future contractors in Hard Bid situations so they are apprised of their obligations after the contract is awarded.

# data[].attributes.body
Obtaining the interview panel required many last-minute changes which should have been anticipated.

# data[].attributes.body
State standard contracts require significant re-write.

# data[].attributes.body
The state did not have qualified personnel to manage and/or prepare for letting the contract.

# data[].attributes.body
With oil wells, the States are unsure what their budget is and have additional constraints on spending for administrative costs (like us).

# data[].attributes.body
- Continue using lessons learned documents as a guideline for Mississippi process