# data[].attributes.body
Firechief:  BORNA

To Do:
Mica to start dependency list/release planning list for redesign
Showcase artifacts:

New icon strategy screen shots - MA to put this into S3 (JJ)

Feedback modal changes (JJ)

Announcements:
- Moving Grooming to Tuesday's

Blockers:
- Waiting on remainder of PNG icons from UX

Risks:

Goals:

Production Issues:
- Runbook logs - Borna to schedule a meeting to review on Friday.
- General production issue exploration --- Saturday outage. Arun is looking into ratelimiting.

Redesign (POC & Components) :
- App Icons (international + PNGs)
- FTUE copy & design update
- Finish integration documentation
- CORE docs update
- Release redesign to intdev102  ~ Wednesday/Thursday

Rearch:

- TM ONE Security  - build a deploy pipeline.
- S3 (v5.10) production release -- Wednesday / Thursday

# data[].attributes.body
Goals:
Blockers:
Risk:

Mon Mar 13
Today:   Integrate UX changes into Feedback Modal. Add int'l icons to One UI icons page

Tues Mar 14
Yesterday: Prod troubleshooting walkthrough, start on Runbook steps. Finished new app icons page for One UI.
Today: Complete UX Feedback Modal updates; synch with Core Docs and POC.

Wed Mar 15 ★
Yesterday:  Final changes from UX integrated. Released One UI Core 1.2.2. Core Docs updated.
Today:  Troubleshoot POC build and synch

Thus Mar 16 ★
Yesterday: Feedback Modal updated in POC. New App Manager and Icons pages for Core Docs
Today:  Continue Core Docs Features (Gadget Development) refresh

Fri Mar 17 (Goal complete) ★
Yesterday:  Core Docs refresh. Updated old tm360 logo.
Today:  Complete Core Docs Features (Gadget Development) refresh

# data[].attributes.body
Goals:
Blockers:
Risk:

Mon Mar 13
Today:

Tues Mar 14
Yesterday: Runbook
Today: Finish and polish runbook for APP.tma boxes, continue on websockets

Wed Mar 15 ★
Yesterday:  runbook documentation, test and get 5.10.0.8 into integration, aws nginx socketspxy
Today:  aws nginx socketspxy (intqa|ijash), further testing of 5.10.0.8 in ijash and prep for release tomorrow

Thus Mar 16 ★
Yesterday: aws nginx socketspxy [intqa(completed)|ijash(started)], tested 5.10.0.8 in ijash
Today:  release 5.10.0.8 to prod, ijash aws nginx socketspxy

Fri Mar 17 (Goal complete) :(
Yesterday:   Deployed 5.10.0.8, ngnx proxy into preprod
Today:  template stuff for ngnx proxy

# data[].attributes.body
Goals: Fix ALL production issues.
Blockers:
Risk:

Mon Mar 13
Today:   Prod support documentation

Tues Mar 14
Yesterday: Runbooks, and prod support docs
Today: app.tma migration steps for AWS

Wed Mar 15 ★
Yesterday:  build pipeline for portal
Today:  Java 8 training, continue with build pipeline for portal.

Thus Mar 16 :(
Yesterday: rate limiting yesterday and support websockets integration for event base.
Today:   same same

Fri Mar 17 (Goal complete) :(
Yesterday:   websockets support integration done. rate limit checked in yesterday and buildpipeline
Today:  more of the above. dan is porting event base into config. then will create an new qa env.

# data[].attributes.body
Goals:
Blockers:
Risk:

Mon Mar 13
Today:   helped arun on prod issue, runbook

Tues Mar 14
Yesterday: runbook
Today: helped Carmen and Simon, run book, switch back to getting tm1-security on aws

Wed Mar 15
Yesterday:  Worked on gitlab CI with Eric. Helped Daniel with testing
Today:  Continue with Gitlab-CI. Helping setup box for Identity POC

Thus Mar 16 ★
Yesterday: got Gitlab CI to build
Today:  Trying to get terraformer to work, read up on terraformer

Fri Mar 17 (Goal complete) ★
Yesterday:   learned basics of terraform
Today:  try to get my terraform to work

# data[].attributes.body
Goals:
Blockers:
Risk:

Mon Mar 13
Today:   PTO

Tues Mar 14
Yesterday: PTO
Today: Get POC library on S3

Wed Mar 15
Yesterday: ★
1. Got following changes in release-5.10 build:
- multi-tab session "Session Ended" fix
- Login frame-buster update
2. Got POC library CI pipeline established and deployed to non-prod (dev) S3.
- MR was opened for review.
Today:

1. Have a CI pipeline created for ONE-UI-CORE and deploy to S3
2. Update TM1 Platform to pull POC lib from CDN and not from WRO assets.

Thus Mar 16 ★
Yesterday:
1. Updated TM1 Platform to pull POC lib from CDN and not from WRO assets.
2. Got started on ONE-UI-CORE CI pipeline (almost done)
Today:
1. Get ONE-UI-CORE deployed to S3.
2. Review Gadget Development docs in favor of the redesign.

Fri Mar 17 (Goal complete) ★
Yesterday:
Got ONE-UI-CORE out to S3 (non-prod) [dev, qa]
Reviewed Gadget Development docs and noted comments.

Today:
Help get redesign out to intdev102.

# data[].attributes.body
Goals:
1. Integration of Icons / Icon Mapping into Portal
2. First Time User Experience (FTUE) Revisions
3. Fix Client App Issues on Integrated Portal -> Intdev102 deployment
4. POC Static Assets to S3

Blockers: Need additional png icons to finish PORTAL-2509

Risk:

Mon Mar 13
Today:   Worked on icons, framebuster for Login Login bug

Tues Mar 14
Yesterday: Worked on icons, framebuster for Login Login bug
Today: More ICONS!! Waiting on png icons for IE from UX.

Wed Mar 15 ★
Yesterday:  Finishing Up Icon Mapping and Integration / Worked with Vincent on porting redesign (POC) assets to S3
Today:
1. First Time User Experience (PORTAL-2507)
2. Client app dev concerns with redesign.
3. Finish Up Icons (when i get assets)

Thus Mar 16 ★
Yesterday:
1. Fanbuilder updates to redesign (PORTAL-2512)
2. Prep Deploy to Jetdev3 and S3
Today:
1. Deploy to Jetdev3 and S3 (completed)
2. Deploy to intdev102??? yes asap
3. Finish off Icons (got PNG assets from Casey this morning)

Fri Mar 17 (Goal complete) ★
Yesterday:   Finished off PNG and SVG Icons (MR's Created)
Today:  Intdev102 Release