# data[].attributes.body
Announcements:
QA Contractor starting today. George. Reviewed tests yesterday, more today. meet with aung and varun tues to review our functionality.
- met on tues, walked through sdk + app, start working on tests.
- Aroma met with the contractor, and she defined which tests should be available and we believe we can deliver on the 20th. Joy to check with kevin on if this will be sufficient for release. -- per Kevin this is not acceptable.
-- Thurs: this is still an open item: Jess will follow up.
------ Tests done 20th ....

- Ed to talk to Aroma about existing "justin" bug  (spoke on thurs, past orders do not show tickets anymore. this is by design. FXO side, when you click a past order, you do not see tickets. We want to make sure we can see the tickets after the events ----

offline discussion around past event tickets display  -- Ed will follow up (friday)

Main goals for the week:

FXO Handoff

Select seats designs

Contract/Gap Analysis

RISK:

Host states unstable. - was code reviewed in qa now, to be released next week - ed will check on testing env (thurs)

Polling URL is not working 50% of the time. -- still an issue (thurs). Andrew was handling this but is in TM 101 training. Mica to follow up with him.  - sent request/ response to Arun - waiting on response. potentially larger error.

Host transfer is failing near 50% of the time in production rigor monitoring.

Blockers:

Needs:

Questions: What is left for TM App release?
Add payment account- payment validation is remaining server side (this will require another build)  Mon or tues
No network view - iOS (this will require another build) - Mon or tues
non mobile states tickets cedric to provide count down value for host *(Mica asked wed and will ask thurs) and archtics. - Android (90% done), iOS (same as android)

# data[].attributes.body
iOS build to FXO: Xcode crashes for integration.
Android and iOS: Build Tues Mar 7 end of day
Joy to follow up on what exactly is required for BDD tests for TM APP to be released.
3/8: Could not release a build on Tues as there was a conflict with Presence.  Varun will reach out FXO team with integration.  PMO to set up a call for helping with build.

Kai was working on a build last night and was sent to Varun for testing.

3/10: Aroma: testing begun, issues with local build, no tickets showing. building it is a bit different between teams. Aroma to troubleshoot. Blank ticket pages - Aung to follow up on the blank ticket.

Aung to work with Jeff to work through build issues.

# data[].attributes.body
Goals:  Profile work for account manager, Select seats designs review.

Blockers:
Risk:

Mon Mar 06
Today:   Meet with Cedric to set expectations for AMGR, and select seats mocks. Check build again.

Tues Mar 07
Yesterday:  met w dev team to answer questions, same today. meet w cedric.

Wed Mar 08
Yesterday:  Synced up with Cedric.
Today: Looking got Account manager link for resale. Seller profile and 3PR - prototype is sufficient and has been submitted. looking into select specific seats. going in the direction of no ism. will work with meghan before final proposal. 2 qa items open - work on past event treatment (delineate), event tiles (my event page) order should be in date order.

Thus Mar 09
Yesterday: Focused on diff project.
Today:   Account link, seller profile, selecting specific seats.

Fri Mar 10 (Goal complete? Yes)
Yesterday:   Reviewed seat selection designs with leads
Today:  getting ready for stakeholders review.

# data[].attributes.body
Goals: Review contract for Orders API for 3rd party resale.
Blockers:
Risk:  TM 101 for 2 days (wed, thurs)

Mon Mar 06
Today:   Bugs for FXO, polling issue.

Tues Mar 07
Yesterday:  status updates
Today: follow up w tap on missing bar code and polling url

Wed Mar 08
Yesterday:  TM 101
Today:  scope offline.

Thus Mar 09
Yesterday: TM 101
Today:

Fri Mar 10 (Goal complete?) Yes
Yesterday:   Contract review complete,
Today:  Will send out email to orders api team, looking at logging for debugging. Look into past events not showing up.

Andrew out all next week.

# data[].attributes.body
Goals:  Merge all FXO updates. Verification and bugs.
Blockers:
Risk:

Mon Mar 06
Today:   Resolve posing bug and work on integrating presence framework (currently crashing).
Kai - working with MAS  to get Presence passes.

Tues Mar 07
Yesterday:
Today:  Analytics

Wed Mar 08
Yesterday:
Today:  Working on the build merge issues. Then, no network view.  Ed asked to have varun look at Justin's no barcode issue. Kai has an idea of what may be going on as he was already debugging.

Thus Mar 09
Yesterday:  integration issues
Today:   integration done, then no tickets bug.

Fri Mar 10 (Goal complete?)
Yesterday:   working on merge issues
Today:  getting a build out to fxo.
issues - mitigate with Ed.

# data[].attributes.body
Goals:  finish polling url, showing generic error pages
Blockers:
Risk:

Mon Mar 06
Today:

Tues Mar 07
Yesterday:  complete polling url, generic error pages
Today: continued...

Wed Mar 08
Yesterday:   offline mode error and generic errors and 0 ticket error.
Today:  update integration doc, fxo team needs this.

Thus Mar 09
Yesterday: integration doc for listener object. found some bugs, logged (posting update not refreshing page) (post transfer, when complete, but post for sale is still available)
Today:    bug fixing, tmx-77 - transfer bug

Fri Mar 10 (Goal complete?) not yet, blocked for polling, generic issues done.
Yesterday:   debugging P0s bugs (tmx77) no events after logging in.
Today:  defects 38 (log out from one user account, then back in with diff account, my tickets are not refreshed) , 57 (transfer of past events tickets crash)