# data[].attributes.body
Firechief: Borna

users timing out sooner - possibly due to multiple tabs open

why someone has an old tm 360 logo

Announcements:
Wednesday: 3:00 TM 1 Retro http://funretro.github.io/distributed/#1qedbua
Monday: 2:00 grooming

- Waiting final design for feedback modal.  Hopefully will get a final design sign off today or tomorrow.

Goals:
Redesign (POC & Components) :
- dev complete sidebar and top bar components.   (slice 1, open for desktop, collapse for tablet) DONE
- gadget xml update to include contextual nav elements or properties (may need to have dev design discussion during grooming) MOSTLY DONE - have to implement logic behind permissions.

Get Slice 1 into integration by Monday - need to update BDD lib.

Rearch:
-  Pause, focus on redesign.

Process:

-  Pause, focus on redesign.

Blockers:
waiting on final designs from ux for feedback modal. - received Wednesday

Risks:

# data[].attributes.body
Goals:   5.10 release prep for S3 deployment (6.0)
Blockers:
Risk: Non prod environments may not be open to local VPN networks. working to get chicago office access.

Mon Feb 27
Today:   the risk above, set up alias for s3  and signed certs.

Tues Feb 28
Yesterday: Updated CloudFront aliases, also applied signed certs.
5.10.04 build ready.
Today:  Help on code clean-up for re-designed component/s integration.

Wed Mar 01
Yesterday:  Worked on cleanup of redesign code.
Today:  Will continue redesign code cleanup today. Getting code into S3.

Thurs Mar 02
Yesterday:  Worked on redesign cleanup. Discussed with Eric Leu, AWS nonprod resource access issue for non-techops vpn users.
Today:  Start on getting redesign code on S3.

Fri Mar 03 (Goal complete?)
Yesterday:   Did some cleanup on re-design code. Started making a CI/CD pipeline for re-design code, so it can be separated from platform static assets.
Today:  Switch gears; to start refactoring front-end/re-design code to use Gadget XML changes. Will continue on CI/CD pipeline for re-design code this afternoon.

# data[].attributes.body
Goals:    Support 5.10 release, announcements.
Blockers:
Risk: VPN access for some teams.

Mon Feb 27
Today:   help debug the vpn issues, verify release. continue to clean up BDD test and gitlab CI.

Tues Feb 28
Yesterday:  committed updates to bdd tests, configure/update configs for s3 cdn stuff for 5.10.0.4
Today:  deployed 5.10.0.4 to jetqa2 this morning, will test build, get it ready and verified for release to integration

Wed Mar 01
Yesterday:  got 5.10.0.6 into jetqa2 (has fixes for 'apple-touch' links), tested it.
Today:  get 5.10.0.6 into ijash,

Thurs Mar 02
Yesterday:  test 5.10.0.6 in jetqa2, bdd tests, gitlab ci
Today:  further research into vagrant/docker/gitlabci, bdd tests

Fri Mar 03 (Goal complete?)
Yesterday:   config properties for ijash deployed.
Today:  Changed market to SE from FI for bdd tests. (tm360.lib) Tests are not failing on log in - will deploy 5.10. 0.6 to ijash.

# data[].attributes.body
Goals:   wrap up POC and functionality for feedback modal.
Blockers:
Risk:

Mon Feb 27
Today:   feedback mostly done, but waiting on feedback from meghan. waiting on assets.

Tues Feb 28
Yesterday:  Finished POC functionality. Desk check with JJ and UX. Received new comps from UX
Today:  Start on new UX designs

Wed Mar 01
Yesterday:  Discussed Feedback Modal with 4ITB. Must delivery by Monday 3/6
Today:  Received latest FM designs from Meghan; should be complete by EOD

Thurs Mar 02
Yesterday:  Implemented latest UX designs
Today:  Refactoring jquery functionality into vanilla javascript

Fri Mar 03 (Goal complete?)
Yesterday:   Final UX Feedback Modal integrated into One UI local
Today:  Review FM, push One UI and sync with Core Docs?

# data[].attributes.body
Goals:    support the websockets integration. complete gadget xml changes.
Blockers:
Risk:

Mon Feb 27
Today:    gadget xml changes. <--- discuss during grooming.

Tues Feb 28
Yesterday:  gadget xml schema
Today:  design change discussions need to happen with brian, mike and vince.  OFFLINE

Wed Mar 01
Yesterday:  Gadget xml Schema changes. was stuck with experimenting with regex :); Deployed nginx build 1.3.10 to non prod for Arcadia
Today:  Wrapup schema changes

Thurs Mar 02
Yesterday:  Nearly complete on schema changes
Today:  Continue on Gadget XML Schema changes

Fri Mar 03 (Goal complete?) Yes (90%)...websockets waiting on event base
Yesterday:   Changes to gadget xml done;
Today:  Support Vince with integration; Work with Stan on dockerization; Implement permissions logic for displaying icons based on user's permissions;

# data[].attributes.body
Goals:   dockerization of JWT validation.
Blockers:
Risk:

Mon Feb 27
Today:

Tues Feb 28
Yesterday:
Today:

Wed Mar 01
Yesterday:  PTO
Today:  dockerizing JWT authentication piece

Thurs Mar 02
Yesterday:  splunk report
Today:  go back to dockerization of JWT authentication

Fri Mar 03 (Goal complete?) completion blocked due to techops info access (reach out to IT support from email from borna). will bleed into next week.
Yesterday:   tried to setup aws-login for docker, but unable to reach adfs.techops.info after vpn upgrade,  working with eric leu. Vince also helped troubleshoot
Today:  work on dockerfile, get started with springboot.

# data[].attributes.body
Goals:   Dev complete on client portal redesign integration.
Blockers:
Risk:

Mon Feb 27
Today:    sidebar., top nav integration, work on FTUE. <--- discuss during grooming.

Tues Feb 28
Yesterday:  FTUE top bar clean up
Today:  should be done with FTUE soon.

Wed Mar 01
Yesterday:  Completed integration with side & top-nav
Today:  Work on cleanup and push out intdev102/jetdev1

Thurs Mar 02
Yesterday:  Pushed out to jetdev3
Today:  Redesign code cleanup and pushed out to intdev102/jetdev1

Fri Mar 03 (Goal complete?) No, rollback due to tests. will get it done today.
Yesterday:   pushed to intdev102. clean up final of stuff.
Today:  bdd tests and then will push to intdev102 - shoudl we announce deployment to intedev102 - send message in slack channel. push bdd lib test. get help from daniel.