# data[].attributes.body
Who are the likely members of consortia for a D&C tender?

# data[].attributes.body
What are the advantages of a D&C contract vs Traditional?

# data[].attributes.body
What are the disadvantages of a D&C contract vs Traditional?

# data[].attributes.headline
Principal instructed variation to WUC, which caused delay to progress

# data[].attributes.subject
Principal instructed variation to WUC, which caused delay to progress

# data[].attributes.body
How would you advise your client (a contractor) to proceed with an EOT claim?

# data[].attributes.headline
Providing notice for EOT claim - how soon is practicable 

# data[].attributes.subject
Providing notice for EOT claim - how soon is practicable 

# data[].attributes.body
AS2124 clause 35.5 requires contractor to give superintendent written notice as soon as practicable. Discuss what is considered practicable?

# data[].attributes.headline
Principal instructed variation to WUC months ago. Contractor did not submit claim for EOT, then couldn't reach PC, but did not want to pay LD

# data[].attributes.subject
Principal instructed variation to WUC months ago. Contractor did not submit claim for EOT, then couldn't reach PC, but did not want to pay LD

# data[].attributes.body
Discuss contractor and principal's viewpoint and assessment of this scenario

# data[].attributes.headline
Principal instructed variation to WUC months ago. Contractor did not submit claim for EOT, then couldn't reach PC, but did not want to pay LD

# data[].attributes.subject
Principal instructed variation to WUC months ago. Contractor did not submit claim for EOT, then couldn't reach PC, but did not want to pay LD

# data[].attributes.body
Discuss EOT claim wrt this scenario

# data[].attributes.body
Advise contractor on how to deal with delay wrt this scenario

# data[].attributes.headline
If there is delay even after granted EOT

# data[].attributes.subject
If there is delay even after granted EOT

# data[].attributes.body
How can contractor avoid completing late?

# data[].attributes.headline
If EOT granted but contractor achieves PC one week late

# data[].attributes.subject
If EOT granted but contractor achieves PC one week late

# data[].attributes.body
Discuss LD

# data[].attributes.headline
Define EOI/RFP in a multi stage tendering process

# data[].attributes.subject
Define EOI/RFP in a multi stage tendering process

# data[].attributes.headline
Advantage of Multi-Stage over Single Stage Direct Tendering

# data[].attributes.subject
Advantage of Multi-Stage over Single Stage Direct Tendering

# data[].attributes.body
What is the advantage of going through an EOI/RFP as part of the tendering process instead of directly calling for tenders?

# data[].attributes.body
What is the disadvantage of including EOI/RFP stage and not directly calling for an open tender?

# data[].attributes.body
Discuss commonly used selection criteria to assess EOI/ tender proposals.
1. Conformity to & understanding of the client’s requirements

2. Safety & environmental track records & approach

3. Personnel being offered

4. Value for money

5. Quality assurance

6. Technical resources

7. Financial capacity

8. Previous performances

9. Innovation

10. Schedule matters

11. Probity Issues

# data[].attributes.headline
1. Conformity & understanding of client's requirements

# data[].attributes.subject
1. Conformity & understanding of client's requirements

# data[].attributes.headline
2. Safety & environmental track records & approach

# data[].attributes.subject
2. Safety & environmental track records & approach

# data[].attributes.body
Describe how tender submissions are assessed.

# data[].attributes.body
What are the advantages/ disadvantages of Alliance Contracting?

# data[].attributes.body
How does alliance/ relationship contract influence in delay and extension scenarios?