# data[].attributes.body
We received FW late as well as the mission was not fully defined/understood before we started work. A deadline was set, so there was no choice but to commit.

# data[].attributes.body
to do the impossible.

# data[].attributes.headline
Major technical debt not seen way before doing user patchset

# data[].attributes.subject
Major technical debt not seen way before doing user patchset

# data[].attributes.body
unplanned, unestimated work

# data[].attributes.body
Not enough knowledge to start the story

# data[].attributes.body
makes for very unproductive days. It would be nice to have a heads up during planning.

# data[].attributes.body
We have said this before, but we can't commit unless everything is known/FW is delivered. We did it again and we need to stop, but need support to be able to push back on this.

# data[].attributes.body
From challenging sprint and unplanned interruptions

# data[].attributes.body
We were able to move past the events of Wednesday and accomplish some things.

# data[].attributes.body
Working with team members to share knowledge as it is gained

# data[].attributes.body
and had the most knowledge on two stories

# data[].attributes.body
We didn't start stories/bugs that we knew we weren't going to complete.

# data[].attributes.body
Worked with everyone to get information for stories

# data[].attributes.body
Track whether we are having issues with stories being more difficult than predicted.

# data[].attributes.body
When QA is done creating the test cases have the QA and Developer on the story review them together to make sure nothing is missed on either side.

# data[].attributes.body
When QA is done creating the test cases have the QA and Developer on the story review them together to make sure nothing is missed on either side.