# data[].attributes.body
Goals: finishing member service
Blockers:
Risk:

Monday Dec 11
Last week: PTO
Today:   PTO

Tues Dec 12
Last week: Worked on Archtics get member
Today:  Woking on host get member - terms of service

Wed Dec 13
Yesterday:  Finished the 2 member calls for Host
Today:   Test the member calls, terms of service calls

Thurs Dec 14
Yesterday:   write unit test for member calls. Did archtics change password and terms of use.
Today:   Improving the unit tests

Friday Dec 15 (Goal complete?)
Yesterday:   finished unit testing for change password and get terms of use.
Today:   merging and cleaning up the member controller.

# data[].attributes.body
Goals: Ticket transfer accept flow - get it done by end of this week
Blockers:
Risk:

Monday Dec 11
Last week: Completed ticket design for android
Today:  working on ticket transfer accept flow with Cathy

Tues Dec 12
Last week: Working on transfer accept flow
Today:  Working on transfer accept flow

Wed Dec 13
Yesterday:   Working on transfer accept flow
Today:   Reviewing the mock ups that Kai provided

Thurs Dec 14
Yesterday:   Design sync with the team and got feedback on the recipient ticket
Today:   working on the event details and ticket details page

Friday Dec 15 (Goal complete?)
Yesterday:   worked on ticket details and event details page and recipient ticket flows. Sending to Meghan to get more feedback
Today:   continue today on recipient ticket flow and error handling. Treatment for image loading

# data[].attributes.body
Goals: working on ticket transfer accept flow -
Blockers:
Risk:

Monday Dec 11
Last week: modify ticket design based on Jared and JB feedback
Today:   working on ticket transfer accept flow - both android and iOS zeplin are up. Waiting on approval from Meghan

Tues Dec 12
Yesterday: reviewed current version of accept flow
Today:  modify file based on feedback and send to stakeholders for review

Wed Dec 13
Yesterday:   Reciepient flow
Today:   Event details and ticket details, will follow up with Cedric

Thurs Dec 14
Yesterday:   sync up with Cedric on Host vs Archtics. Got feedback re recipient card for transfer.
Today:   Working on iOS design for ticket details - to wrap them up tomorrow

Friday Dec 15 (Goal complete?)
Yesterday:   worked on ticket details and event details page and recipient ticket flows. Sending to Meghan to get more feedback
Today:   continue today on recipient ticket flow and error handling. Treatment for image loading.

# data[].attributes.body
Goals: Work on new ticket design. One side completely working end to end
Blockers:
Risk:

Monday Dec 11
Last week: got everything hooked up to the service. All apis implemented
Today:   Going over everything done last week to make sure everything works. Switch out hard coded api keys

Tues Dec 12
Last week:
Today:  not here

Wed Dec 13
Yesterday:
Today:   new end points, get the ticketmaster app moving faster, AccountManager questions for Varun

Thurs Dec 14
Yesterday:   worked on mods needed for working on Tap with Karl
Today:   Continuing today

Friday Dec 15 (Goal complete?)
Yesterday:   working on TMX payments module. Parsing bank accounts and CC. Added hook into TMX events. Implemented get wallet and get cert methods. Added a sample a sample method using these in the UI - not yet functional.
Today:   continuing today

# data[].attributes.body
Goals: Make sure we have everything we need from a service standpoint. Research in app sharing
Blockers:
Risk:

Monday Dec 11
Last week: we got unblocked talking to cedric and design team. Followed on social login.
Today:   Worked with SDK team on cross platform parity. Will work with varun on a few a questions

Tues Dec 12
Last week: meetings
Today:  available to help

Wed Dec 13
Yesterday:   FXO integration issues,
Today:   work with Cedric on issues and design review, research on in app sharing

Thurs Dec 14
Yesterday:   i was design sync up and did some research on in app sharing
Today:  do some research on deep linking and getting different sub domain for each client

Friday Dec 15 (Goal complete?)
Yesterday:   some more research on in app sharing
Today:   Wrap up and prepare showcase

# data[].attributes.body
Goals: Integrate the new UI for tickets and finish transfer.
Blockers:
Risk:

Monday Dec 11
Last week: Trying to get transfer done. Blocked by service moving to new environment.
Today:   Ticket UI will be updated today. Fixed bug in transfer flow. Retest cancel transfer. Move to accept flow

Tues Dec 12
Last week: working on the event list redesign, ticket redesign, the new event ticket page and changing the way we get the event list info. Also made a change to the loading tickets page to reflect new design
Today:   wrap up transfer and new tickets page where we show the barcode

Wed Dec 13
Yesterday:   code clean up and refactoring and getting the tickets to work
Today: fixing the transfer details, barcode page, intiatite transfer/cancel

Thurs Dec 14
Yesterday:   code cleanup and refactoring for events list, tickets list and tickets with barcode list
Today:   Added full to refresh on the event list. Trying to wrap up transfer. sync up with Kai and Varun

Friday Dec 15 (Goal complete?)
Yesterday:   cleaning up the tickets list and fixed bugs. Tested cancel and initiate transfer - all working now.
Today:  Update transfer status in UI. Merge code into develop. Provide a new APK for Aung to put on crashlytics

# data[].attributes.body
Goals: Wrap up posting
Blockers:  Blocked by OAuth on AMGR to merge
Risk:

Monday Dec 11
Last week: wrapped up posting policy for archtics and host. Using old session ID.
Today:   Working on posting on host side - archtics is done.

Tues Dec 12
Last week: worked on get posting on host
Today:  wrap up get posting on host - change posting policy to be in line with the terminology in the SDK

Wed Dec 13
Yesterday:
Today:   Not present

Thurs Dec 14
Yesterday:   finished mocking all the code - all end points are there but still can't be tested.
Today:   Test all the endpoints and should be done. Merge the code back to master

Friday Dec 15 (Goal complete?)
Yesterday:   Working with Varun to merge.
Today:   Continue to work on the merge and unit tests

# data[].attributes.body
Goals: Get Transfer URL API implemented
Blockers: Blocked on OAuth from AMGR
Risk:

Monday Dec 11
Last week: Got UWD implemented. Got payment methods implemented. Everything done for Host.
Today:   Will share postman collection. Update get transfer details to accept multiple event ids.

Tues Dec 12
Last week: worked on changing the api to get transfer details using multiple order ids. Get transfer details from archtics and combine the result. Was blocked on AMGR team.
Today:  testing resale and add account, deploy the service and share the postman collection

Wed Dec 13
Yesterday:   deployed the service w/payment methods, transfers
Today:   Transfer issues with TAP, improved error handling,

Thurs Dec 14
Yesterday:   helping the team with various endpoints - issues on transfer on host. Worked with Princess Taylor on Tap team. Waiting for response.
Today:   working on error handling. Some more addition to get transfer details endpoint. Setting up accounts for everyone.

Friday Dec 15 (Goal complete?)
Yesterday:   Worked on creating accounts for the team. Met with security team and they gave the green light to move to pre-prod. Worked on error handling
Today:   Continue working on error handling.

# data[].attributes.body
Goals:
Blockers:
Risk:

Monday Dec 11
Last week:
Today:   OOO

Tues Dec 12
Last week: made good progress on transfer
Today:  Syncing up with Kai and working on the new ticket design

Wed Dec 13
Yesterday:
Today:   Out sick

Thurs Dec 14
Yesterday:
Today:   worked on mods needed for working on Tap with Kai

Friday Dec 15 (Goal complete?)
Yesterday:   Working on new ticket design. Now implemented for transferrable tickets. Implemented barcode page. Getting transfer details at the same time that we're getting the event to update the tickets.
Today:  Wrapping up the ticket design on pending and transferred tickets and working on grouping to display properly. Hiding barcode for non renderable tickets. Get a new crashlytics build out.

# data[].attributes.body
Goals: Align priorities for 2017 for TMX and work on prospectus
Blockers:
Risk:

Monday Dec 11
Last week: Getting account AMGR transfer and event id apis. Started meeting with TMOL for mobile web to implement our flows as well as TMR
Today:   Met with Blythe from FXO and TMR to share our latest designs.

Tues Dec 12
Last week:
Today:

Wed Dec 13
Yesterday:
Today:   Resolve issues with Ed

Thurs Dec 14
Yesterday:
Today:

Friday Dec 15 (Goal complete?)
Yesterday:   worked with design on accept transfer
Today:   Working on prospectus draft and showcase

# data[].attributes.body
Goals: Completing resale UI and updating payment methods info
Blockers:
Risk:

Monday Dec 11
Last week: Worked on QA token acquisition. Updated Java doc. TMX SDK updated with Login SDK. Started working on resale UI
Today:   Continue working on resale ui

Tues Dec 12
Last week: helped tm app team investigate integration issue with the SDK and worked on the posting account flow
Today:  add validation of the data entry

Wed Dec 13
Yesterday:   Data validation for the posting flow
Today:   Encrypting the payment information and finish the posting flow

Thurs Dec 14
Yesterday:   worked on implementing payment creation API. Testing credit cards
Today:   continue testing and implement payment encryption

Friday Dec 15 (Goal complete?)
Yesterday:   finished testing 3 types of payment apis. Implemented payment details api. Working on encryption
Today:   Continue to work on encryption for payment info and work on get cert api. Resale flow complete - missing error treatment.