# data[].attributes.body
NOTE : 45 DAY TOTAL duration. tHIS WILL HAVE TO \BE PLANNED A LITTLE. I FILLED IN SOME OF IT AS AN EXAMPLE BUT DO NOT KNOW WHERE IT IS GOING TO END UP AT THE END..............

# data[].attributes.headline
Note: The Estimated Duration is located in the lower right corner. 

# data[].attributes.subject
Note: The Estimated Duration is located in the lower right corner. 

# data[].attributes.body
(1 day) Total of duration is at

# data[].attributes.headline
Note: Notice the lower left hand corner just counts up, this is the activity number. 

# data[].attributes.subject
Note: Notice the lower left hand corner just counts up, this is the activity number. 

# data[].attributes.headline
Note :Again, 2 tasks, but only one day total 

# data[].attributes.subject
Note :Again, 2 tasks, but only one day total 

# data[].attributes.body
This is day 4 of the project

# data[].attributes.headline
NOTE: Bellow the tasks are stacked meaning they can be accomplished at the same time.  All of these can be done in one day. 

# data[].attributes.subject
NOTE: Bellow the tasks are stacked meaning they can be accomplished at the same time.  All of these can be done in one day. 

# data[].attributes.headline
Homeowners sign that they have received documents 6.3

# data[].attributes.subject
Homeowners sign that they have received documents 6.3

# data[].attributes.body
Homeowners

# data[].attributes.headline
Copies of signed documented provided to stakeholders 6.4

# data[].attributes.subject
Copies of signed documented provided to stakeholders 6.4

# data[].attributes.body
Contractor

# data[].attributes.headline
Warranty Forms have been provided to homeowners 6.2

# data[].attributes.subject
Warranty Forms have been provided to homeowners 6.2

# data[].attributes.body
Contractor

# data[].attributes.headline
Zero Balance Documents have been received 6.3

# data[].attributes.subject
Zero Balance Documents have been received 6.3

# data[].attributes.body
Contractor

# data[].attributes.body
Contractor

# data[].attributes.body
Homeowner

# data[].attributes.headline
Homeowners have tested the kitchen 5.1.2

# data[].attributes.subject
Homeowners have tested the kitchen 5.1.2

# data[].attributes.body
Homeowners

# data[].attributes.headline
Countertop Installed on Breakfast Bar 4.4.2

# data[].attributes.subject
Countertop Installed on Breakfast Bar 4.4.2

# data[].attributes.body
Contractor

# data[].attributes.headline
Cabinets Installed for Breakfast Bar4.4.1

# data[].attributes.subject
Cabinets Installed for Breakfast Bar4.4.1

# data[].attributes.body
Contractor

# data[].attributes.body
Contractor

# data[].attributes.headline
Water line installed for Refrigerator 4.3.7

# data[].attributes.subject
Water line installed for Refrigerator 4.3.7

# data[].attributes.body
Plubmer

# data[].attributes.body
Plumber

# data[].attributes.body
Plumber

# data[].attributes.body
Electrician

# data[].attributes.headline
Plumbing hooked up to sing and garbage disposal 4.3.3

# data[].attributes.subject
Plumbing hooked up to sing and garbage disposal 4.3.3

# data[].attributes.body
Plumbing

# data[].attributes.body
Countertop Team

# data[].attributes.body
Contractor

# data[].attributes.body
Flooring Crew

# data[].attributes.body
Contractor

# data[].attributes.body
Electrician

# data[].attributes.body
Electrician

# data[].attributes.body
Contractor

# data[].attributes.body
42 Contractor

# data[].attributes.body
41 Contractor

# data[].attributes.body
40 Contractor

# data[].attributes.body
39 Homeowner 1

# data[].attributes.headline
Reordered Appliances and or Materials  are inspected by Customer 3.3.3

# data[].attributes.subject
Reordered Appliances and or Materials  are inspected by Customer 3.3.3

# data[].attributes.body
38 Homeowner 1

# data[].attributes.headline
Reordered Appliances and/or Materials  received by contractor and inspected 3.3.2

# data[].attributes.subject
Reordered Appliances and/or Materials  received by contractor and inspected 3.3.2

# data[].attributes.body
37 Contractor 3

# data[].attributes.headline
Appliances rejected reordered properly 3.3.1

# data[].attributes.subject
Appliances rejected reordered properly 3.3.1

# data[].attributes.body
36 Contractor 1

# data[].attributes.headline
Homeowner will accept or deny appliances and or Materials 3.2.4

# data[].attributes.subject
Homeowner will accept or deny appliances and or Materials 3.2.4

# data[].attributes.body
34 Homeowners 1

# data[].attributes.headline
Homeowner will inspect appliances and Materials  3.2.3

# data[].attributes.subject
Homeowner will inspect appliances and Materials  3.2.3

# data[].attributes.body
33 Homeowners 1

# data[].attributes.headline
Contractor will inspect appliances 3.1.6

# data[].attributes.subject
Contractor will inspect appliances 3.1.6

# data[].attributes.body
31 Contractor 1

# data[].attributes.body
30 Contractor 3

# data[].attributes.headline
Contractor to sign acceptance for appliances and Materials or make provisions 3.1.4

# data[].attributes.subject
Contractor to sign acceptance for appliances and Materials or make provisions 3.1.4

# data[].attributes.body
32 Contractor 1

# data[].attributes.headline
Materials and/or Appliances denied are sent back documented and reordered 3.1.3

# data[].attributes.subject
Materials and/or Appliances denied are sent back documented and reordered 3.1.3

# data[].attributes.body
34 Contractor 2

# data[].attributes.headline
Contractor to inspect materials for defects 3.1.2

# data[].attributes.subject
Contractor to inspect materials for defects 3.1.2

# data[].attributes.body
29 Contractor 1

# data[].attributes.body
28 Contractor 3

# data[].attributes.body
35 Homeowners 1 (If Needed if 3.2.4 not completed

# data[].attributes.headline
Closing Documents Provided to homeowners 6.1

# data[].attributes.subject
Closing Documents Provided to homeowners 6.1

# data[].attributes.body
Contractor

# data[].attributes.headline
Training, user manuals, and care paperwork  were provided to homeowner on proper operation, maintenance, and care 5.2.1

# data[].attributes.subject
Training, user manuals, and care paperwork  were provided to homeowner on proper operation, maintenance, and care 5.2.1

# data[].attributes.body
Contractor

# data[].attributes.headline
Homeowners have signed satisfaction documents  5.2.3

# data[].attributes.subject
Homeowners have signed satisfaction documents  5.2.3

# data[].attributes.body
Homeowners

# data[].attributes.body
27 contractor 1

# data[].attributes.body
26 contractor 1

# data[].attributes.headline
Calculate out of scope expenses incurred 2.2.4

# data[].attributes.subject
Calculate out of scope expenses incurred 2.2.4

# data[].attributes.body
25 contractor 1

# data[].attributes.headline
Compare measurements to design template 2.2.3

# data[].attributes.subject
Compare measurements to design template 2.2.3

# data[].attributes.body
24 contractor 1

# data[].attributes.body
23 contractor 2

# data[].attributes.headline
Repair sub floors, wall damage, plumbing, & electrical 2.2.1

# data[].attributes.subject
Repair sub floors, wall damage, plumbing, & electrical 2.2.1

# data[].attributes.body
22 contractor 3

# data[].attributes.body
contractor

# data[].attributes.headline
Remove appliances, cabinets, fixtures, & flooring 2.1.4

# data[].attributes.subject
Remove appliances, cabinets, fixtures, & flooring 2.1.4

# data[].attributes.body
21 contactor 5

# data[].attributes.body
20 contractor 1

# data[].attributes.body
18 contractor 4

# data[].attributes.body
19 contractor 1

# data[].attributes.body
17 owners 1

# data[].attributes.headline
Final confirmation of choices and ordinances w/ owner 1.3.1

# data[].attributes.subject
Final confirmation of choices and ordinances w/ owner 1.3.1

# data[].attributes.body
16 contractor 1

# data[].attributes.headline
Confirm delivery date of material/ appliances 1.4.3

# data[].attributes.subject
Confirm delivery date of material/ appliances 1.4.3

# data[].attributes.body
10 contractor 1

# data[].attributes.body
9 contractor 1

# data[].attributes.body
8 contractor 1

# data[].attributes.body
15 contractor 1

# data[].attributes.body
14 owner 1

# data[].attributes.body
11 owner 1

# data[].attributes.body
12 contractor 1

# data[].attributes.body
13 contractor 1

# data[].attributes.body
6 owner  1

# data[].attributes.headline
Develop design sample of material choices 1.1.4

# data[].attributes.subject
Develop design sample of material choices 1.1.4

# data[].attributes.body
5 contractor 1

# data[].attributes.body
2 contractor 1

# data[].attributes.body
7 contractor 1

# data[].attributes.body
4 owner 1

# data[].attributes.body
3 contractor/homeowner 1

# data[].attributes.body
1  contractor 0

# data[].attributes.body
1. Activities arranged left to right according to the order in which they must be completed.
2. Activities that are dependent on each other are indicated using connection arrows.
3. Activities that can be completed at the same time/concurrently are aligned.
4. Left Margin is Day 0, first day of the project.