# data[].attributes.body
Task-Set up for opening ceremony
time required-1 week
milestone-none
dependency-certificate of occupancy

# data[].attributes.body
Task-Plan opening ceremony
time required-4 weeks
milestone-public announcement
dependency-none

# data[].attributes.body
Task-Construct shelter
time required-4 weeks
milestone-certificate of occupancy
dependency-construction permit and
finish schedule

# data[].attributes.body
Task-Apply for/receive construction permit
time required-6 weeks
milestone-construction permit
dependency-final construction drawings

# data[].attributes.body
task-Perform final architectural design of shelter
time required-4 weeks
milestone-final construction drawings
dependency-structural design drawings

# data[].attributes.body
Task-Perform final architectural design of shelter
time required-4 weeks
milestone-final construction drawings
dependency-structural design drawings

# data[].attributes.body
Task-Select structural components of shelter
time required-2 weeks
milestone-structural design drawings
dependency-foundation report and
preliminary design documents

# data[].attributes.body
Task-Select exterior finishes and furniture
time required-2 weeks
milestone-finish schedule
dependency-preliminary design documents

# data[].attributes.body
Task-Perform preliminary architectural design of shelter
time required-4 weeks
milestone-preliminary design documents
dependency-as built site drawing

# data[].attributes.body
Task-Assess structural condition of the existing foundation
time required-2 weeks
milestone-foundation report
dependency-site safety clearance

# data[].attributes.body
Task-Conduct preliminary site assessment
time required-1 week
milestone-as-built site drawing
dependency-site safety clearance

# data[].attributes.body
Task-Remove debris from site
time required-1 week
milestone-site safety clearance
dependency-community approval

# data[].attributes.body
Task-Gather community feedback on reconstruction priorities after disaster
time required-4 weeks
milestone-documentation of community feedback and prioritization
dependency-none