# data[].attributes.body
* Account manager API oauth documentation completed - need to give them feedback.
* OAuth AMGR should be available Monday Dec 5
* Accept flow (tasked: ms), backend integration diagram, and milestone timeline (done, mk) to be included in next week's showcase

# data[].attributes.body
Goals: Get member and get terms of use.
Blockers:
Risk:

Monday Dec 5
Last week: Finished logging of metrics and controller - so we have metrics. some refactoring.
Today:  Refactoring of the code - add consistency and best practices

Tues Dec 6
Yesterday: Refactoring of the code - add consistency and best practices
Today:  Still working on refactoring and merge the code.

Wed Dec 7
Yesterday:
Today:

Thurs Dec 8
Yesterday:   Fininished the refactoring work
Today:   Get member API

Friday Dec 9 (Goal complete?)
Yesterday:
Today:   Out

# data[].attributes.body
Goals: Work on parity with android to iOS
Blockers:
Risk:

Monday Dec 5
Last week: Android ticket design
Today:   Android for ticket design. catch up with cathy

Tues Dec 6
Yesterday: Android for ticket design. catch up with cathy
Today:  Working on ticket design for android

Wed Dec 7
Yesterday:
Today:

Thurs Dec 8
Yesterday:   Tickets design, transfer ticket flows
Today:   Tickets design, transfer ticket flows

Friday Dec 9 (Goal complete?)
Yesterday:   Android ticket design
Today:   Android ticket design (needs Cathy's help)

# data[].attributes.body
Goals: .
Blockers:
Risk:

Monday Dec 5
Last week:
Today:   Out

Tues Dec 6
Yesterday: Feedback from Jared on send/sale process status
Today:  working on the variation of the status

Wed Dec 7
Yesterday:
Today:

Thurs Dec 8
Yesterday:   Ticket design for Jared approval
Today:   Ticket transfer flow

Friday Dec 9 (Goal complete?)
Yesterday:   Finalized the ticket design but need to incorporate Jared's feedback
Today:   Transfer flow - get the mock up ready. Review Andrews mock up

# data[].attributes.body
Goals: AMGR OAuth
Blockers: Carried over from last week: AMGR OAuth
Risk:

Monday Dec 5
Last week:  Refactored existing code for payment method and cleaned up icons.
Today:   Adding new payment method.

Tues Dec 6
Last week: Resale payment UI states/new ACH method
Today:  login SDK oauth for AMGR

Wed Dec 7
Yesterday:
Today:

Thurs Dec 8
Yesterday:   AMGR oauth token/code refactor
Today:   Working on Host  issue

Friday Dec 9 (Goal complete?)
Yesterday:   Oauth tokens for Host/AMGR, refactored the code
Today:   Resale UI and SDK token changes

# data[].attributes.body
Goals:  Work with Kyle and Aung for cancel transfer and linking to ticket ids. Account manager API feedback follow up on social log in and follow up with cedric about designs.  investigate moving to prod aws.
Blockers:
Risk:
Asks: from JB: Backend integration diagram
Due: OAuth doc feedback

Monday Dec 5
Last week:  Got all documentation done for FXO (integration docs), reviewed remaining pieces of SDK
Today:   Look at feedback and prioritize. will work with andrew with that.

Tues Dec 6
Last week: worked with Varun on the AWS migration to prod
Today:  Staff meetings and working with Andrew on next priorities

Wed Dec 7
Yesterday:
Today:

Thurs Dec 8
Yesterday:   Social login API is in place and will be added to the SDK when we come back from break
Today:   Questions from the team/Arun on UWD

Friday Dec 9 (Goal complete?)
Yesterday:   Adding the endpoint for authentication w/Varun
Today:   Work with issues w/Cedric and look at the FXO integration/switch account design/deep linking research

# data[].attributes.body
Goals: Finish transfer and finish accept transfer
Out: Dec 6, 7
Blockers: API is down for host
Risk:

Monday Dec 5
Last week: Got initiate transfer, cancel transfer into the flow
Today:   updating ticket after initiate transfer and cancel transfer and accept transfer.

Tues Dec 6
Last week: PTO
Today:  PTO

Wed Dec 7
Yesterday:
Today:   PTO

Thurs Dec 8
Yesterday:   PTO
Today:   Grouping the tickets/Accept transfer

Friday Dec 9 (Goal complete?)
Yesterday:   working on transfer
Today:   Transfer will be the focus today

# data[].attributes.body
Goals: Ensure Archtics db is up and running in non-prod. get OAuth
running and get designs from cathy and Andrew for account switching.
Blockers: Oauth not out yet
Risk:
Question: Did you speak to Jen re: Analytics? Mix panel is not the way to go. Cost is too great. Ed and Ced to talk this week to find a solution.

Monday Dec 5
Last week:
Today:   Get designs from Cathy and Andrew for account switching

Tues Dec 6
Yesterday: AccountManager blockers resolved
Today:  Get designs from Cathy and Andrew for account switching

Wed Dec 7
Yesterday:
Today:

Thurs Dec 8
Yesterday:
Today:   Not present

Friday Dec 9 (Goal complete?)
Yesterday:   travel day
Today:   Showcase, work with Ed to resolve issues

# data[].attributes.body
Goals: Payment method set up for both Host and Arctics.
Blockers:
Risk:

Monday Dec 5
Last week:  Bug fixes in transfer, added terms and conditions. removed unneeded data. UWD updates made and is in code review: added routes to make our service accessible.
Today:   Work on payments and follow up with UWD deployment. And will work on terms and conditions for host.

Tues Dec 6
Last week: resolving the host access issue (resolved), UWD merge request issue (resolved)
Today:  Testing UWD merge issue. Testing Archtics switch to OAuth

Wed Dec 7
Yesterday:
Today:

Thurs Dec 8
Yesterday:   payment method set up was the goal but not able to focus on it
Today:   payment method, UWD

Friday Dec 9 (Goal complete?)
Yesterday:   UWD is done, worked with Kyle get_transferdetails api
Today:  Working on payments

# data[].attributes.body
Goals: Get close to party with android around sdk integration.
Blockers: Carried over from last week: Waiting for Archtics QA env. Bugs with QA environment in Archtics
Risk:

Monday Dec 5
Last week: Hooked up SDKs, event and ticket being pulled from api and updated ui accordingly.
Today:   working on parity and hooking ui to sdk.

Tues Dec 6
Yesterday:
Today:  Not present

Wed Dec 7
Yesterday:
Today:

Thurs Dec 8
Yesterday:   Worked with Kai on initiate transfer, terms and conditions are complete
Today:   working with Kai on transfers

Friday Dec 9 (Goal complete?)
Yesterday:  working with Kai on transfers
Today:   UI side accept transfer and cancel transfer and hopefully Accept transfer

# data[].attributes.body
Goals: Finish up posting related api endpoints.
Blockers:
Risk:

Monday Dec 5
Last week: OOO, and worked on sorting out host side of the api. created postman requests and confirmed the entire flow to create post.
Today:   Working on connecting to the host, generalizing endpoints into one.

Tues Dec 6
Last week: Library issue
Today:  Working on resolving the library issue, go back to posting

Wed Dec 7
Yesterday:
Today:

Thurs Dec 8
Yesterday:   other project
Today:   Posting policy, merge the code with the master, creating the posting on the host side

Friday Dec 9 (Goal complete?)
Yesterday:   merge the code with the master
Today:   merge the code with the master

# data[].attributes.body
Goals: try to work on account mgr OAuth going.
Blockers: Carried over from last week: Does not have access to Archtics keys. Waiting for Archtics QA env.
Risk:
Due: OAuth doc feedback

Monday Dec 5
Last week: Did not accomplish goal.
Today:   hooking up APIs

Tues Dec 6
Last week: Changing the models for the data from Varun's service and bug fixes
Today:  OAuth login widow

Wed Dec 7
Yesterday:
Today:

Thurs Dec 8
Yesterday:   Oauth login completed for AMGR, Host is working
Today:   API side for ticket transfer

Friday Dec 9 (Goal complete?)
Yesterday:   Transfer SDK
Today:   Transfer SDK