# data[].attributes.headline
Stakeholder Consultation                 

# data[].attributes.subject
Stakeholder Consultation                 

# data[].attributes.body
Stake Holder Meeting
Tue 22/06/21

# data[].attributes.body
Client Review & Amend
Wed 13/10/21

# data[].attributes.body
Finalisation of DA Set Drawings
Wed 13/10/21

# data[].attributes.body
Cost Estimate
Fri 22/10/21

# data[].attributes.body
DA Approval via SSD
Wed 14/09/22

# data[].attributes.body
Architect Finalise Tender Drawings
Tue 4/10/22

# data[].attributes.body
Contract Awardation
Mon 1/05/23 2

# data[].attributes.body
Geotechnical, Structural, Service Engineer Inspection
Fri 19/05/23

# data[].attributes.body
Engineer Design Certification
Thu 8/06/23

# data[].attributes.body
Site Established
Wed 24/05/23

# data[].attributes.body
U/G Carpark Constructed
Tue 8/08/23

# data[].attributes.body
Load Bearing Elements Constructed
Tue 22/08/23

# data[].attributes.body
Building Structure Complete
Tue 6/02/24

# data[].attributes.body
Services/ Utilities Installation
Tue 19/03/24

# data[].attributes.body
Exterior Facade System Complete
Tue 23/04/24

# data[].attributes.body
Landscaping works Complete
Tue 30/04/24

# data[].attributes.body
Interior Fitout Complete
Tue 11/06/24

# data[].attributes.body
Certifier Inspection
Wed 10/07/24

# data[].attributes.body
Practical Completion Certificate
Tue 30/07/24

# data[].attributes.body
Occupational Certificate
Mon 19/08/24