# data[].attributes.body
Announcements:
Prod Release 2/22  - no answer by 2:00 pm for the rundeck issue, we will deploy box by box.

Needs: Videos for portal integration progress, video for websocket,

Redesign (POC & Components) :

Finalize Sidebar POC and interactions

Meeting 2/21

Finalize Feedback Modal UI

Potential design change - being reviewed by UX (answer 2/21)

Complete building Angular components for QA

Sidebar

Top Navbar

Rearch:

Websockets/// dockerization -  get a basic secured version done.

6.0 sign off for testing and integration

Will allow Cloudfront integration for static assets for S3

Process:

Support flowchat that details - troubleshooting steps team can take before contacting us.  --- on going

PMO/Product:

Inception Showcase planning

Scheduling next Developer Council - Thurs?

Product Council -

Blockers:
Risks:
Support role is bleeding into other engineering time.
Vince spent 1 hour on 2/21

# data[].attributes.body
Goals:   Get topbar and side bar components into QA
Blockers:
Risk:

Mon Feb 20
Today:   Presidents Day

Tues Feb 21
Yesterday:  PTO
Today:  icons

Wed Feb 22
Yesterday:  Sidebar top nav - completed icons and top nav showing up when changing apps.
Today:  continuing top nav and interactions

Thurs Feb 23
Yesterday:
Today:  continuing top bar side nav work. integrated all styles abd templates into client portal. want to push to qa today. like to pair with Vincent.  clean up, interactions are left. want to get to qa today. expect completion mid next week, with merge and code review.

Fri Feb 24 (Goal complete? Yes)
Yesterday:   top bar integration side bar. pushed to jetdev 3 created video.
Today:  same clean up.pair with vince to get through all functionality

# data[].attributes.body
Goals:  Feedback modal updates from UX, Process goal
Blockers:
Risk:

Mon Feb 20
Today:   Presidents Day

Tues Feb 21
Yesterday:  PTO
Today: Adding new One UI components to Core Docs.

Wed Feb 22
Yesterday:  Added latest One UI components to Core Docs. Core Docs cleanup
Today: Update Feedback Modal in One UI with latest UX change

Thurs Feb 23
Yesterday: Reviewed Feedback Modal updates with JJ. Switching gears to update POC before incorporating into One UI
Today:  Troubleshoot POC build. Start on Feedback Modal POC update- expect final design today or tomorrow.

Fri Feb 24 (Goal complete? feedback modal design changed, so no.)
Yesterday:   Started work on updated Feedback Modal POC. Received new designs from UX.
Today:  Continue on FM POC

# data[].attributes.body
Goals:  5.9.10.4 tested, 6.0 into integration
Blockers: Analytics ug
Risk:

Mon Feb 20
Today:   Presidents Day

Tues Feb 21
Yesterday:  PTO
Today: 5.9.10.4 is in ijash. fixed config mgmt issue for dev rundeck jobs.     help test/debug/push 5.9.10.4 to prod hopefully today.

Wed Feb 22
Yesterday:  ran into issues deploying 5.9.10.4 to prod, did some troubleshooting, ended up rolling back
Today: figure out exact cause of deployment issues, solve them, then deploy 5.9.10.4 to prod

Thurs Feb 23
Yesterday: finally released 5.9.10.4 to prod, analytics/ticker gave thumbs up
Today:  test 6.0.0.x, fix inconsistent bdd test, back to gitlab ci! and

Fri Feb 24 (Goal complete? EOD)
Yesterday:   merged hotfix-5.9.10 branch into master/dev-main branches, rebased release-6.0 branch from master branch, got build 5.10.0.0 (previously 6.0) into jetqa2, clean up bdd tests
Today:  test 5.10.0.0 and get into ijash, continue cleaning up bdd tests

# data[].attributes.body
Goals:  Fire chief, put out fires. Nav bar, backend when time permits
Blockers:
Risk:

Mon Feb 20
Today:   Presidents Day

Tues Feb 21
Yesterday:  PTO
Today:  fire chief

Wed Feb 22
Yesterday:
Today:  Helping Sidi with file upload - we have to add a heaader to the multipart refresh. need to open a ticket and fix. upload from front end. java script adds a couple headers to request but when it gets to tm one, the headers are not being forwarded to their backend. Not in a hurry for a fix. <--- for Codes project. so this gets treated like a regular bug going into our backlog.

Jyoti from Platnium team. New app. has a request for JWT token but are not using make request.

Thurs Feb 23
Yesterday: helped Sidi debug file upload issue.  Tested android password change after prod deployment.
Today:  Helped Simon Perreault with some front end questions with help from Vince.

Fri Feb 24 (Goal complete?)
Yesterday:   debugging portal log out error. found and fixed, but still needed some work, so handed off to vincent.
Today:  testing portal-2468

# data[].attributes.body
Goals:  Get websockets integrated for EventBase on non-prod
Blockers:
Risk:

Mon Feb 20
Today:   Presidents Day

Tues Feb 21
Yesterday:  PTO
Today: Work on NGINX proxy -- fix CORS issue

Wed Feb 22
Yesterday:  Got websockets working locally.
Today:  Get WS working on AWS and begin integration with EB.

Thurs Feb 23
Yesterday: Worked with Eric and Vince in getting websockets working on AWS. Yay/Phew. Deployed nginx changes (PORTALSUPP-158) for Dynamic Fees to ijash.
Today:  bugs. make a video for the showcase.

Will release nginx 1.3.9 to prod on Monday.

Fri Feb 24 (Goal complete?) Yes
Yesterday:   Planning gadget xml changes
Today:  Gadget xml changes: PORTAL-2497; Support Benjamin with Websockets integration. will work with b and v.

# data[].attributes.body
Goals:  Get CloudFront ready for 6.0 integration. Help with websockets gadget
Blockers:
Risk:

Mon Feb 20
Today:   Presidents Day

Tues Feb 21
Yesterday:  PTO
Today: Help Arun with websockets gadget

Wed Feb 22
Yesterday:  Helped Arun debug and integrate websockets service with sample gadget. Started working on getting CDN ready for integration.
Did some portal/front-end support.
Today: Continue aiding Arun on websockets service. Work on the CDN resource for integration.

Thurs Feb 23
Yesterday: Helped Arun debug websockets service; websockets gadget finalized and done. Worked on CDN resource CI setup.
Today:  Get CDN resource up on QA, Pre-prod, and Prod. Pair-up with Mike to work on the redesigned Portal front-end components. adding rigor tests for CDN.

Fri Feb 24 (Goal complete? EOD)
Yesterday:   Made video for WebSockets demo. Got CDN resources out on QA, Pre-prod, and Prod; Rigor Tests also in place.
Today:  Fix `/logout` issue (PORTAL-2505). Cut a 5.10 release branch -- replacing 6.0*? YES(sorta) Integrate static assets with portal dev/qa/preprod; will require properties update. Continue pair with Mike to work on redesigned Portal.