# data[].attributes.headline
Design walk through - helped to understand what is needed and why at an earlier stage

# data[].attributes.subject
Design walk through - helped to understand what is needed and why at an earlier stage

# data[].attributes.body
Overlap on Systest and Runway testing.

# data[].attributes.headline
Team Support and finding Observations and Bugs as a tester 

# data[].attributes.subject
Team Support and finding Observations and Bugs as a tester 

# data[].attributes.headline
Identyfying the existing issue before the Run and fixing it in early stage to avoid most of the UAT failure

# data[].attributes.subject
Identyfying the existing issue before the Run and fixing it in early stage to avoid most of the UAT failure

# data[].attributes.body
Teams involvement and co-ordination between FMA and CC for completion of UAT loads

# data[].attributes.headline
level of bugs/issues at the DWH side resulting in extra time needed tofix and test

# data[].attributes.subject
level of bugs/issues at the DWH side resulting in extra time needed tofix and test

# data[].attributes.body
Prioritizing the design before moving to sprint.

Continuous team Hard work and co-ordination.

# data[].attributes.body
UAT/Runway Loads are smooth. So we are able to stick to the plan

# data[].attributes.headline
Regular test team catch-ups and batch run planning

# data[].attributes.subject
Regular test team catch-ups and batch run planning

# data[].attributes.body
Team co-ordination and getting things moving

# data[].attributes.body
Analysis of Data took more time