# data[].attributes.body
Dev cannot provide data to MSTR before coding is complete or at the very least halfway done

# data[].attributes.body
UAT Environment would be nice. Along with Data copy to Dev/QA Server

# data[].attributes.body
Need session on concrete framework that is set up

# data[].attributes.body
Freeze Requirements

# data[].attributes.body
Developed KOMs.

# data[].attributes.body
Team worked very well together given the complex logic for this project

# data[].attributes.body
Need early walkthrough for complex codes and logic.

# data[].attributes.headline
New requirements were adding up till very end

# data[].attributes.subject
New requirements were adding up till very end

# data[].attributes.body
Need at least 1 week for Fact Testing after all code freeze.

# data[].attributes.body
TRD needsto be updated

# data[].attributes.headline
Handoff meeting with BAU and transition process

# data[].attributes.subject
Handoff meeting with BAU and transition process

# data[].attributes.body
Many one-on-one conversations went unrecorded

# data[].attributes.body
Need to understand underlying framework during design

# data[].attributes.headline
The level of effort and dedication showed by us as a team

# data[].attributes.subject
The level of effort and dedication showed by us as a team

# data[].attributes.body
SFDC Dataset anamolies and business relevance

# data[].attributes.body
The team learned new standards ie. naming conventions, db names and structures, audit frameworks, MSTR stds and guidelines and incorporated all this learning into the first one source of truth deliverable by the team successfully in a reasonable amount of time as well.

# data[].attributes.body
Detailed TRD after Design is flushed out

# data[].attributes.body
Tracking all the changes.

# data[].attributes.headline
New Framework process with new charter SP's, compilation, gridserver process.

# data[].attributes.subject
New Framework process with new charter SP's, compilation, gridserver process.

# data[].attributes.body
Team work. The coordination between BA\Dev\QA\MSTR was good. Changes were picked up fast

# data[].attributes.body
Include job schedules and run history in design phase

# data[].attributes.headline
No Hierarchial data for prompting and filtering

# data[].attributes.subject
No Hierarchial data for prompting and filtering

# data[].attributes.headline
Team handled new process and changes seamlessly

# data[].attributes.subject
Team handled new process and changes seamlessly

# data[].attributes.headline
The level of Effort and Dedication put in by the team

# data[].attributes.subject
The level of Effort and Dedication put in by the team

# data[].attributes.headline
Communication across all Enterprise team

# data[].attributes.subject
Communication across all Enterprise team

# data[].attributes.body
Good job!!!!